---
# System prepended metadata

title: Sprint Retrospective 4

---

* members in attendance:
	![selfie proof of meeting]()
	- [x] Alan
	- [x] Tucker
	- [x] Evan
	- [x] Lekina
	- [x] Jack
	- [ ] Vico
* what worked well
	* Front-End: Got everything hooked up to backend and database on local machine. Began to get methods working sending data to the backend. 
	* LLM-Service: streaming outputs and building a memory database
	* GameService: Deployed the AWS PostgreSQL database and connected front-end. 
* what didn't
	* Front-End: Still need to do User Profile and Chat History screens
	* LLM-service: Need to deploy and connect with game service.
	* GameService: JWT Authentication tokens proved to be a challenge. It was also very hard to set-up firebase authentication because the Admin SDK module is not well documented and I didn't realize that it had limited log-in functionality. 
* self assessment on progress
	* where are you in relation to progress towards product and milestones?
	* give an estimate of how far towards your goals you are, do you think you're on track?
	* Front-End: We are a tad behind on writing these methods but I am confident we can catch up in the coming days.
	* LLM-service: Seemingly on track to deliver the service with functionality needed for mvp and technigala
	* GameService: We are gonna get this done, but definitely gotta step it up in this last week.
* lay out *each* of the following weeks till end of term with brief goals for each
	* current week: Finish MVP implementation and begin testing
	* week 10#: Debug and ensure the application is working for technigala
* briefly summarize any other topics/discussions
    * We talked about our approach to testing during technigala like what questions we'll ask people
