---
# System prepended metadata

title: Untitled

---

* Retrospective on Sprint #6: 
    * members in attendance:
        ![selfie proof of meeting](https://github.com/dartmouth-cs98/19f-pantri/blob/master/resources/Term2Sprint6Retrospective.jpg)
        - [x] Madison
        - [x] Max
        - [x] Mike
        - [x] Raphael
        - [x] Stephen
    * what worked well
        * Max and Stephen went through some bug bashing.
        * Got a lot of helpful feedback during dogfeeding (Max is currently implementing plaintext parsing functionality for the shopping list)
        * Stephen got lots of good feedback on voice
        * Stephen and Mike completed a decent prototype of voice which will catch standard cases
        * Madison began working on different backend routes for multiple people
        * We demo'd some stuff within out own group and talked through blockers with the entire group.
        * We reallocated some members to different areas where we felt they were more needed
    * what didn't
        * Catching all of the voice cases is next to impossible.
        * We are pretty far behind on deployment.
        * We weren't really ready for dogfooding on all fronts, so it got in the way of getting feedback.
        * Some of our members aren't coming to meetings. 
        * The voice component is proving to be a blocker for confirmation as well as the shopping list
        * Some of the backend routes are taking longer than expected due to multiple layers of async  
    * self assessment on progress
        * where are you in relation to progress towards finalfinal product? 
          * Voice is close to having something pretty good that's deployable
          * Wiring the shopping list and confirmation pages should be quick fortunately once the voice portion is completed 
        * lay out *each* of the following weeks till end of term with brief goals for each
          * current week: Wire, wire, and more wiring! Shopping list, confirmation page, voice
          * week #8: Finish all views and wiring completely, begin thorough bug bashing 
          * week #9: Prepare for demo, deploy