---
# System prepended metadata

title: 'Sprint 2 - Aug 19, 2019'

---

Sprint 2 - Aug 19, 2019
===

<details>
  <summary>Info</summary>
  
  :::info
- **Location** Aarhus
- **Date:** Aug 19, 2019 
- **Agenda**
1. Retrospective
2. Sprint planning
- **Participants:**
    - Tim
    - Lars
    - Frederik 
    - Jesper
    - Mikkel
    - Mads
- **Contact:** Mads <mad@spiir.dk>
<!-- 
- **Reference:** - [Last week meeting minute](/s/template-meeting-note)
-->
:::

</details>


:mag: Retrospective
---
*This is what we decided to focus on in this sprint based on our experiance from the previously sprint.*



### - Clubhouse

Continuing to become better at using Clubhouse and use Iterations as our sprint and commitment to management. 

### - Process

We want to have focus on our process to ensure better and more efficient flows. We have started on updating our process to make it more simple. 

We agreed on the flowing as a starting/refering point for our process:

**Start:** Monday, with a retrospectiv and sprint planning. 
**End:** The second Friday.
**Release:** On the last Friday we will make the release ready and publish it the following Monday. 

### - Interruptions

We are worried that both internel and external interruptions in slowing our efficiency. 

**Internal:** We agreed to take notice of how busy/focused our colleague is before interrupting and use slack more to get in contact. 
**External:** When external people are giving us a task. We agreed on to let them know that they will need to provide all needed information in our public slack channel.

### - Less micro management

One bottleneck is that we need aproval from management on tasks which is not always easy to get and takes time. 

We agreed on to change it arround. Instead of having the management approval we will give them the option to disapprove the task within a deadline. 


:dart: Sprint Goal
---
- The main goal for this Sprint is to be aware of the new changes to the Process and Clubhouse. So we can make it even better in the next sprint
- Extra focusing on getting task to completed. 

:books: Sprint Backlog
---
Our team commitment for this Sprint can be found here: https://app.clubhouse.io/spiirdk/iteration/3114/spiir-sprint-2

Main focusing areas is the following: 
- Prepare for 'Fri ansvarsforsikring' by Undo
- Getting ready to launch in Finland
- New navigation

<!--
## Notes 
 Other important details discussed during the meeting can be entered here. 
-->
