---
# System prepended metadata

title: CentOS-8 jobs

---

# CentOS-8 jobs

It tracks the list of patches for getting periodic standalone and ovb jobs & even upstream jobs, ITS ALL ABOUT CENTOS-8!!!



| centos-8 work item | status   | details                 |
| -------------------| ---------| ----------------------- |
| release & zuul updates |<span style="color:green"> done    | [link](#Release-files-and-base-jobs)
| Container builds   | <span style="color:green"> done | [link](#CentOS-8-container-build)             |
| lint, tox, molecule| <span style="color:green"> some rdo infra jobs will be left on centos-7|  [link](#CentOS-8-tox-lint-molecule)
| Standalone jobs    | <span style="color:green"> done | [link](#Standalone) |
| Multinode jobs     | <span style="color:green"> done | [link](#Multinode-jobs)
| Undercloud jobs    | <span style="color:green">done  |[link](#Undercloud-jobs) |
| Update jobs        | <span style="color:green"> done |[link](#Update-jobs) |
| Upgrade jobs       | nonvoting or not supported in master |
| Overcloud Images   | <span style="color:green"> done| [link](#CentOS-8-OverCloud-Images) 
| OVB jobs           | <span style="color:red"> failing | [link](#OVB-Jobs)
| [Component Pipeline](http://dashboard-ci.tripleo.org/d/UDA4H3aZk/component-pipeline?orgId=1) | <span style="color:green"> done | [link](#Component-Pipeline)
|Integration Pipeline| <span style="color:orange"> overcloud images server, OVB jobs failing | [link](#Promotion-jobs)|
| Promotion Server   | <span style="color:orange"> promoted once, found fixable bug | [link](#Promotion-Server) |
| Unpinning Ussuri   | <span style="color:orange"> few more rpms left to unpin |[link](#Unpinning-Ussuri) |
| Blocking Bugs | count = 3 | [link](#Known-Blocking-Bugs)|
| Fixed / Closed Bugs | count = 9 | [link](#Closed-Blocking-Bugs)

## Summary Status: March 17 2020

* Upstream migrated to CentOS-8.
* Upstream component pipeline done.
* RDO content unpinned except for neutron, mistral
* First CentOS-8 promotion w/ unpinned content on March 16th
* OVB jobs have several open blocking issues
  * w/ current unmerged patches running at 50% succcess
* Promotion server, ready for CentOS-8

## Known Blocking Bugs

1. OVB is stuck on providing nodes
   * https://bugs.launchpad.net/tripleo/+bug/1866204


5. overcloud deploy failing on fs030 and fs016 while pulling mariadb container from undercloud registry
    * https://bugs.launchpad.net/tripleo/+bug/1867599
6. overcloud deploy failed due to Systemd start for pcsd failed
    * https://bugs.launchpad.net/tripleo/+bug/1867602
  
## Closed Blocking Bugs
* promoted-components dirs get reaped and the top-level file does not contain all components   
   *  https://bugs.launchpad.net/tripleo/+bug/1866696

*  Duplicate declaration: Package[collectd-python] is already declared at puppet-collectd and puppet-tripleo
   * https://bugs.launchpad.net/tripleo/+bug/1866965
 *  network issues in centos-8 ovb deployment https://bugs.launchpad.net/tripleo/+bug/1866202
   * centos-8 multinode overcloud deploy failed with heat_resource_tree_params = heat_resource_tree['parameters'] KeyError: 'parameters' -       
     * https://bugs.launchpad.net/tripleo/+bug/1866184
   * tripleo-ci-centos-7-scenario010-standalone jobs are failing tesmpest tests "ServiceError: Request on service 'load-balancer' with url 'http://192.168.24.1:9876' failed with code 500"
     * https://bugs.launchpad.net/tripleo/+bug/1866107 
   * ~~tripleo-ci-centos-8-scenario001-standalone tempest-conf fails~~ 
   ~~500 PUT http://192.168.24.1:9292/v2/images/ RADOS invalid argument~~
   * https://bugs.launchpad.net/tripleo/+bug/1865754
* ~~centos-8 multinode, undercloud, ovb jobs are hanging on the undercloud install~~
  * ~~https://bugs.launchpad.net/tripleo/+bug/1865574~~
  * ~~waiting on https://review.rdoproject.org/r/#/c/25647/~~
* ~~python2 packages appearing in octavia host-prep-tasks~~
  * ~~https://bugs.launchpad.net/tripleo/+bug/1848353~~
  

## CentOS-8 container build
* ~~[testproject]- try a build push centos-8 containers~~-~~https://review.rdoproject.org/r/#/c/25064/~~

Depends-On:
* [DNM] ~~needed override setting in config repo https://review.opendev.org/#/c/709034/~~
* ~~turn off temp dir cleanup in container builds https://review.opendev.org/#/c/708967/~~ - Emilien has other patches that have merged
* ~~Use md5sum if baseurl shows up more than once in delorean.repo file https://review.opendev.org/#/c/709193/~~
* ~~[kolla] - Build collectd image for CentOS8 -~~ ~~https://review.opendev.org/#/c/709701/~~
    * Needed for scenario-01 standalone
* ~~turn off temp dir cleanup in container builds~~
~~https://review.opendev.org/#/c/708967/~~
* ~~Use md5sum if baseurl shows up more than once in delorean.repo file https://review.opendev.org/#/c/709193/~~

## CentOS-8 tox (lint, unit, molecule) and upstream zuul roles

* 2020-03-17: getting close to switch default nodeset on rdo to centos-8, got agreement with yatin, waiting for tristan/amorale call. likely merge to happen during next 48h.
* fix docker for centos-8 https://review.opendev.org/708704
* fix upgrade project lint https://review.opendev.org/710111
* triple-ansible molecule -> centos8 https://review.opendev.org/#/c/711535/
* <wes> Sorin please migrate tripleo-upgrade-centos-7-molecule to centos-8</wes>
* [c8-ready](https://review.opendev.org/#/q/topic:c8-ready+(status:open+OR+status:merged)) topic marks PRs making upstream changes for enabling centos-8 support.


## CentOS-8 OverCloud Images

Summary: Issues w/ image server and permissions.
```
https://review.rdoproject.org/r/#/c/24997/
tripleo-centos-8-buildimage-overcloud-full SUCCESS in 19m 08s
tripleo-centos-8-buildimage-ironic-python-agent SUCCESS in 15m 29s (non-voting)
```

### Current required reviews
  * ~~Depends-On: https://review.opendev.org/711078~~
* ~~Fix image server for centos-8 perm~~
  * ~~https://review.rdoproject.org/r/#/c/25393/~~
* ~~[tripleo-ci] - Improve build images role for CentOS8 and check job - https://review.opendev.org/#/c/708599/~~
* ~~[rdo-jobs] - Added CentOS-8 build images jobs~~ -~~https://review.rdoproject.org/r/#/c/24997/~~
*  ~~Add periodic and base centos-8 build image jobs  https://review.rdoproject.org/r/25611~~ 
* ~~[tripleo-common] - Added overcloud images yaml for CentOS-8 - https://review.opendev.org/#/c/708606/~~
* ~~[diskimage-builder] - Add CentOS 8 support - https://review.opendev.org/#/c/684308/~~
* ~~[diskimage-builder] - Change tgt pkg-map to target-restore ~~CentOS/RHEL-8 -~~ https://review.opendev.org/#/c/709159/~~
* ~~[tripleo-image-elements] - Disable yum-plugin-priorities elements for CentOS8 - https://review.opendev.org/#/c/709082/~~
* ~~[tripleo-puppet-elements] - Disable yum-plugin-priorities elements for CentOS8~~ ~~https://review.opendev.org/#/c/709085/~~


## Standalone

Summary: centos-8-standalone and standalone scenario[1-4] running in check/gate upstream.


#### all jobs here are centos-8 obviously
| Job                      | Status         | Notes    |
| --------                 | --------       | -------- |
| standalone               | <span style="color:green"> done           |      |
| standalone-scen01        | <span style="color:orange"> bug           | https://bugs.launchpad.net/tripleo/+bug/1865754     |
| standalone-scen02        | <span style="color:green"> done           |      |
| standalone-scen03        | <span style="color:green"> done           |      |
| standalone-scen04        | <span style="color:green"> waiting to merge voting/gating       |   https://review.opendev.org/#/c/711987/   |
| standalone-scen07        | <span style="color:green"> done |   |
| standalone-scen010        | <span style="color:green"> done |  |
| scenario010-ovn-provider-standalone  | <span style="color:orange"> in progress                | check @ https://review.opendev.org/711507 , periodic @ https://review.rdoproject.org/r/25745, layout @  https://review.rdoproject.org/r/25746 , criteria @https://review.rdoproject.org/r/25747 , test @ https://review.rdoproject.org/r/25712 |
| standalone-full-tempest  | <span style="color:orange"> testing   |     https://review.rdoproject.org/r/#/c/25325/ |
| standalone scenario012 | <span style="color:orange"> testing  | check @ https://review.opendev.org/711599 , periodic @ https://review.rdoproject.org/r/25910 config @ https://review.rdoproject.org/r/25911, ci-config @ https://review.rdoproject.org/r/25912 | 



* https://review.opendev.org/#/q/topic:centos-8-jobs+(status:open+OR+status:merged)
~~Depends-On: https://review.opendev.org/#/c/710049/~~
~~Depends-On: https://review.opendev.org/709837~~
~~Depends-On: https://review.opendev.org/709868~~
~~https://review.opendev.org/709959~~
~~https://review.opendev.org/#/c/708402/~~
* ~~Testing periodic standalone scenario-1-4 and full tempest~~
  * ~~[rdo-jobs]- [WIP] CentOS-8 standalone 1-4~~ -~~https://review.rdoproject.org/r/#/c/25329/~~
* ~~HA: fix rabbitmq readiness check for rabbitmq-server 3.8 https://review.opendev.org/#/c/710233/~~
*  ~~Depends-On: https://review.opendev.org/709996~~
 ~~Depends-On: https://review.opendev.org/#/c/709727/~~
* ~~Testing check plain standalone job~~
  * ~~[tripleo-ci] - [WIP] CentOS-8 standalone check - https://review.opendev.org/#/c/709437/~~
* standalone centos-8 full tempest
  * break this into API and Scenario
  * https://review.rdoproject.org/r/#/c/25325/
*  https://review.opendev.org/711287 Add centos-8 scenario010 standalone jobs.



## OVB Jobs

**Summary: no succes here yet. Current error is:**mandre
```
2020-03-04 23:07:40 |   - '[2020/03/04 11:07:10 PM] [WARNING] Error in ''ip route add 0.0.0.0/0 via 10.0.0.1 dev br-ex'', restarting br-ex:'
2020-03-04 23:07:40 |   - Unexpected error while running command.
2020-03-04 23:07:40 |   - 'Command: /sbin/ip route add 0.0.0.0/0 via 10.0.0.1 dev br-ex'
2020-03-04 23:07:40 |   - 'Exit code: 1'
2020-03-04 23:07:40 |   - 'Stdout: '''''
2020-03-04 23:07:40 |   - 'Stderr: ''Cannot find device "br-ex"\n'''

https://bugs.launchpad.net/tripleo/+bug/1866202
```
| Job                      | Status         | Notes    |
| --------                 | --------       | -------- |
| fs001               | <span style="color:orange"> patches required | tested w/ [link](https://review.rdoproject.org/r/#/c/25666/)    |
| fs035               | <span style="color:orange"> patches up and testing  | https://review.rdoproject.org/r/25784 both on rdocloud and vexxhost   |
| fs020               | <span style="color:orange"> Patches started and testing | [link](https://review.rdoproject.org/r/25771)   |
| fs039               | <span style="color:orange"> in progress |  definitions@ https://review.rdoproject.org/r/25793 - layout@ https://review.rdoproject.org/r/25794 - criteria@ https://review.rdoproject.org/r/25795 - test@ https://review.rdoproject.org/r/25796  fix tripleo-inventory https://review.opendev.org/712962 |

* BUGS




**We must use ethX-like interfaces, to do that we need to add `net.ifnames=0` to GRUB options in DIB and build images with it.**

(*sshnaidm*) I talked with RDO folks and we agreed to add this parameter to DIB element [bootloader](https://opendev.org/openstack/diskimage-builder/src/branch/master/diskimage_builder/elements/bootloader/finalise.d/50-bootloader). After it's added need to ask both RDO and upstream infra to include it in building centos8 image.
patch of ethX interfaces for RDO:~~ 
* ~~https://softwarefactory-project.io/r/#/c/17697/~~

patch of ethX interfaces for upstream:

* ~~Add option to get ethX interfaces on centos-8  https://review.opendev.org/710986~~
* semms like it's not gonna be merged, got pushbacks from infra about changing defaults, let's revisit the need

Testing fs01 ovb job
* [rdo-jobs] - [WIP] CentOS8 ovb fs01 - https://review.rdoproject.org/r/#/c/25332/

Patch that fixes preparing playbook is extracted to:
* https://review.opendev.org/#/c/710982/ Remove unnecessary yum calls (passes this playbook [here](https://logserver.rdoproject.org/32/25332/25/check/periodic-tripleo-ci-centos-8-ovb-3ctlr_1comp-featureset001-master/c8734b5/job-output.txt))

~~Depends-On: https://review.opendev.org/#/c/709560/~~
~~Depends-On: https://review.opendev.org/709866 - needs review~~
~~Depends-On: https://review.opendev.org/709813~~ 
~~Depends-On: https://review.opendev.org/709837~~
~~Depends-On: https://review.opendev.org/709868~~
~~Depends-On: https://review.opendev.org/#/c/710887/ - needs review~~
* Fixed the mirror path for atop - https://review.opendev.org/711894
* Set overcloud_container_cli to podman for CentOS8 - https://review.opendev.org/711798

Depends-On:
~~* [config] - centos8 var file for ovb-manage role - https://review.rdoproject.org/r/25335~~
* 

## Multinode jobs:
Summary: Passing inconsistently - need errors posted

~~* add to upstream check https://review.opendev.org/#/c/710179/
<span style="color:red">it has same issue as OVB or any other job that tries to install undercloud</span>~~

#### need multinode-scenario000-updates
tripleo-ci-centos-8-scenario000-multinode-oooq-container-updates
https://review.opendev.org/#/c/710876/

failure: https://4a7ff0ffe3e6d0e85ad2-bfdf0aa5980ea9561e0ca2e62d8db60b.ssl.cf2.rackcdn.com/710876/2/check/tripleo-ci-centos-8-scenario000-multinode-oooq-container-updates/0e9fb60/logs/undercloud/home/zuul/overcloud_update_prepare.log

## Zuul project overrides
Most tripleo projects override the default zuul settings in tripleo-ci

### See the following:
* https://review.opendev.org/#/q/topic:centos-8-jobs+(status:open+OR+status:merged)
* https://bugs.launchpad.net/tripleo/+bug/1865525

## Promotion jobs

```
periodic-tripleo-centos-8-master-promote-promoted-components-to-tripleo-ci-testing
periodic-tripleo-centos-8-master-containers-build-push
periodic-tripleo-centos-8-buildimage-overcloud-full-master
periodic-tripleo-centos-8-buildimage-ironic-python-agent-master
periodic-tripleo-ci-centos-8-standalone-master
periodic-tripleo-ci-centos-8-scenario001-standalone-master
periodic-tripleo-ci-centos-8-scenario002-standalone-master
periodic-tripleo-ci-centos-8-scenario003-standalone-master
periodic-tripleo-ci-centos-8-scenario004-standalone-master
periodic-tripleo-ci-centos-8-scenario007-standalone-master
periodic-tripleo-ci-centos-8-scenario010-standalone-master
periodic-tripleo-ci-centos-8-singlenode-featureset027-master
periodic-tripleo-ci-centos-8-scenario010-standalone-master
periodic-tripleo-ci-centos-8-containers-undercloud-minion-master
periodic-tripleo-ci-centos-8-scenario000-multinode-oooq-container-updates-master
# OVB jobs - not fully qualified
periodic-tripleo-ci-centos-8-ovb-3ctlr_1comp-featureset001-master
periodic-tripleo-ci-centos-8-ovb-1ctlr_2comp-featureset020-master
periodic-tripleo-ci-centos-8-ovb-3ctlr_1comp-featureset035-master

```

* ~~Fix criteria match from promote_source - https://review.rdoproject.org/r/#/c/25363/~~
* ~~Add promote_source variable to component pipeline standalone job. https://review.rdoproject.org/r/25410~~ 
* ~~Get the dlrn reporting output to check results https://review.rdoproject.org/r/25416~~
* ~~Adds Standalone CentOS 8 Jobs {plain standalone +1,2,3 scenario} - https://review.rdoproject.org/r/#/c/25415/~~

* ~~add centos-8 containers-multinode - https://review.rdoproject.org/r/25414~~
* ~~Replace centos-7 jobs with centos-8 jobs in the master pipeline https://review.rdoproject.org/r/#/c/25429/~~
* ~~https://review.rdoproject.org/r/25543 Move component pipelines to run daily~~
* Testing undercloud and multinode periodic https://review.rdoproject.org/r/#/c/25411/
*  ~~https://review.rdoproject.org/r/25549 Replace centos 7 with centos 8 for fs027 and fs010 - master~~
*  https://review.rdoproject.org/r/25550 DNM: Add centos 8 fs030
* Test standalone tempest https://review.rdoproject.org/r/#/c/25325/
*  ~~https://review.rdoproject.org/r/25718 Add c8 standalone-full-tempest to the master integration pipeline~~ 
* https://review.rdoproject.org/r/#/c/25757/ Remove the last c7 jobs and move master pipeline to 3x daily 

### standalone 7 and 10 periodic jobs:
* ~~Added c8 scenario 7 and scenario 10 standalone - https://review.rdoproject.org/r/25618~~
Depends-On:
* ~~Fixed package names for CentOS-8 octavia deployment - https://review.opendev.org/710913~~
* ~~Use ansible_python to set ansible_python_intepreter - https://review.opendev.org/710980~~

* Add periodic centos8 scenario10 ovn standalone master job definition https://review.rdoproject.org/r/25745
* Add centos8 scenario10-ovn-provider-standalone-master periodic layout https://review.rdoproject.org/r/25746
* Add periodic-scenario010-ovn standalone commented master centos8 criteria  https://review.rdoproject.org/r/25747
* Added tripleo-ci-centos-8-scenario007-multinode-oooq-container - https://review.opendev.org/712294
* Remove rhel_image_source workaround - https://review.opendev.org/712248
* Remove duplicate entry of collectd-python package - https://review.opendev.org/712289

* Master C8 ovb check and periodic job - https://review.rdoproject.org/r/25804
* Added c8 ovb fs01 to periodic pipeline and check - https://review.rdoproject.org/r/25822



## Update jobs

* ~~https://review.opendev.org/710876/ Add centos-8 scenario000-multinode update job~~
  * previous-current-tripleo pin added
  * watching review for status
* ~~https://review.opendev.org/712124 tripleo-ci master: Make centos8 scenario000 multinode job voting in gate~~
* ~~https://review.rdoproject.org/r/25800 rdo-jobs master: Add periodic centos8 featureset037 multinode updates master job~~  
* ~~https://review.rdoproject.org/r/25801 config master: Add periodic centos-8 featureset037-updates-master to master pipe~~ 
* ~~rdo-infra/ https://review.rdoproject.org/r/25799 ci-config master: Add centos8 fs37 updates master to centos8 master criteria~~
* (test) https://review.rdoproject.org/r/25802 Run periodic-tripleo-ci-centos-8-multinode-1ctlr-featureset037-updates-master
  
  

## Release files and base jobs
* update dashboards https://code.engineering.redhat.com/gerrit/#/c/194131/1/feed-dashboard.sh
* ~~Add release files for master CentOS 8 https://review.opendev.org/#/c/709560/~~
* ~~Add base centos 8 jobs for parenting https://review.opendev.org/#/c/709950/~~
* ~~Add base centos 8 jobs for parenting https://review.rdoproject.org/r/#/c/25390/~~
* ~~update build-test-packages for centos-8 https://review.opendev.org/#/c/709837/~~
* ~~Fixed the condition for gather_domains~~ ~~https://review.opendev.org/#/c/709959~~
* ~~Add minimal promotion criteria file for centos 8 master https://review.rdoproject.org/r/#/c/25394/~~
* ~~Add centos-8 nodeset for OVB jobs https://review.rdoproject.org/r/#/c/25391/~~
* ~~Correct the component dlrn repo link in centos 8 master release file https://review.opendev.org/#/c/710134/~~
* ~~Added missing -y with epel install command - https://review.opendev.org/710203~~
* ~~Set container build hash based on dlrn md5 checksum - https://review.opendev.org/710230 **NEEDS REVERT**~~
* ~~Update emit releases - https://review.opendev.org/710441~~
* ~~https://review.rdoproject.org/r/25715 Add tests t~~~~o the master centos-8 criteria file~~


## Component Pipeline
Summary: first pass complete w/ promtion jobs and standalone only

Testing
*  ~~https://review.rdoproject.org/r/25411 Component pipeline~~
~~*  https://review.rdoproject.org/r/#/c/25411/ Promote jobs~~

Reviews
*  ~~https://review.rdoproject.org/r/#/c/25649/  Add component scenarios and multinode tests~~
* ~~Depends-On: https://review.opendev.org/#/c/711156 Add job.repos to container updates for component jobs~~
* ~~https://review.rdoproject.org/r/#/c/25702/  Build out~~ ~~component pipeline with additional jobs~~
* ~~Move component pipeline to run 1.5 hours apart~~
* ~~https://review.rdoproject.org/r/25717~~ 
~~Add centos-8 component standalone tempest jobs~~
*  ~~https://review.rdoproject.org/r/25767 Skip promoted-components promotions if the hash is in target~~

### Second Phase - Prepare for the shinnin ( unpinning )

In order to have a known good working build..

Add any standalone, multinode, and ovb job to the component pipeline to ensure broken components do not get promoted. 

| Pipeline                 | Jobs             |
| --------                 | --------         | -------- |
| component-baremetal | ovb fs001, standalone, standalone 12
| component-cinder | standalone, 01,04
| component-clients | containers-multinode, standalone
| component-cloudops |standalone 01,02
| component-common | standalone[1-4], containers-multinode
| component-compute | standalone-fulltempest, 
| component-glance | standalone[1-4], x
| component-manila | standalone04, x
| component-network | containers-multinode, standalone 7,10
| component-octavia | containers-multinode, standalone 7,10
| component-security | contaiers-multinode, standalone
| component-swift | standalone02, x
| component-tripleo | containers-multinode, standalone
| component-tempest | standalone-fulltempest-api standalone-fulltempest-scenario
| component-ui |  standalone


## Failing component pipeline tests 

scenario001 tests - same failure as in integration pipeline (https://bugs.launchpad.net/tripleo/+bug/1866965)
* periodic-tripleo-ci-centos-8-scenario001-standalone-cinder-master
* periodic-tripleo-ci-centos-8-scenario001-standalone-common-master
* periodic-tripleo-ci-centos-8-scenario001-standalone-cloudops-master
* periodic-tripleo-ci-centos-8-scenario001-standalone-glance-master

featureset010 - `msg: 'Container(s) with bad ExitCode: [''container-puppet-ironic_inspector''], check logs in /var/log/containers/stdouts/'`
* periodic-tripleo-ci-centos-8-multinode-1ctlr-featureset010-clients-master

standalone  - only in UI (may be timing)
* periodic-tripleo-ci-centos-8-standalone-ui-master

full-tempest
* periodic-tripleo-ci-centos-8-standalone-full-tempest-compute-master
* periodic-tripleo-ci-centos-8-standalone-full-tempest-tempest-master

## Unpinning Ussuri

Required coverage prior unpinning Ussuri:
* Undercloud jobs
* Standalone , full tempest, Standalone scenario 1-4, 7, 10
* Containers-Multinode
* OVB featureset01
* (tripleo weekly irc) 16:07 < marios|ruck> weshay|ruck: chandankumar: how about a full-tempest job or *-api/*-scenario pair

Testing the unpinned commits from OpenStack Ussuri will have two fronts.

1. Create a series of testproject like changes e.g. https://review.rdoproject.org/r/#/c/24683/ to test the unmerged unpinning review.
* Chandan is using the following patch to preemptively test the unpinning
  * https://review.rdoproject.org/r/25612

2. Use a second and temporary phase of the component pipeline. See [link](#Second-Phase---Prepare-for-the-shinnin--unpinning-)

### Reviews:

* Added jobs for distgit testing - https://review.rdoproject.org/r/25659
* [Gaint review] [WIP] Unpin pinned projects in Ussuri - https://review.rdoproject.org/r/25612
   * Current Status: Standalone , full temepst, scenario-2,3,4,7,10 and fs027 passing
      * fs010 is passing as we have pinned mistral now https://review.rdoproject.org/r/#/c/25612/16/tags/ussuri-uc.yml@318
      * https://bugs.launchpad.net/tripleo/+bug/1866621
      
* glance - Remove policy.json from spec file - https://review.rdoproject.org/r/#/c/25723/
#### Taking ironic un pinning in a seperate patch and testing there:

* ovb distgit jobs - https://review.rdoproject.org/r/25726
* Unpinning Ironic components - https://review.rdoproject.org/r/25727
* Add rootwrap.d/ironic-lib.filters file - https://review.rdoproject.org/r/#/c/25855/


## Upstream Check jobs episode
* ~~Added CentOS-8 standalone jobs - https://review.opendev.org/710177~~
* Add c8 multinode containers job - https://review.opendev.org/710179
* make centos-8 build containers, voting, gating - https://review.opendev.org/#/c/710091/2
~~* [DNM] centos8 multionde tests - https://review.opendev.org/710196~~
* ~~Build collectd image for CentOS8 - https://review.opendev.org/709701~~
* ~~Improve build images role for CentOS8 https://review.opendev.org/#/c/708599/~~

## Undercloud jobs

Summary: bug, need to land patches

| Job                      | Status         | Notes    |
| --------                 | --------       | -------- |
| scenario000-multinode-oooq-container-updates              | <span style="color:orange"> +2 w/ workflow | tested w/ [link](https://review.opendev.org/#/c/710876/)    |
| undercloud-containers    |  <span style="color:GREEN"> DONE   |   ~~https://review.opendev.org/#/c/710856/~~        |
| containerized-undercloud-upgrades | <span style="color:red"> not supported      |           |
| undercloud-minion | <span style="color:GREEN"> DONE



* c8 undercloud job - https://review.rdoproject.org/r/25366
* https://review.opendev.org/710856  tripleo-ci upstream check
* Added tripleo-ci-centos-8-undercloud-oooq - ~~https://review.opendev.org/710906~~
* Adds tripleo-ci-centos-8-containers-undercloud-minion - https://review.opendev.org/710961


## Repo personification
* DNM yet, add current w/ include_pkgs to tripleo-ci-testing tag - https://review.opendev.org/710098

## Moving CentOS 8 deps repo to CBS builds (test only)
~~* DNM Test new deps repo using CBS builds - tripleo-repos - https://review.opendev.org/#/c/710272/~~
~~* DNM Test new deps based on final CBS builds - kolla - https://review.opendev.org/#/c/710240/~~
~~* WIP Add support for ceph in CentOS 8 jobs and test cbs deps - p-o-i - https://review.opendev.org/#/c/707110/~~
~~* [DNM] Test new splitted deps - packstack - https://review.opendev.org/#/c/709197/~~
~~* [DNM] Test new deps repo based on CBS builds - oooq - https://review.opendev.org/#/c/710232/~~
~~* [DNM] Test new deps in CBS in CentOS-8 standalone 1-4 - rdo-jobs - https://review.rdoproject.org/r/#/c/25421/~~

## Promotion Server

Summary: container promotion is not working correctly

~~* https://review.rdoproject.org/r/#/c/24716/~~
~~* https://review.rdoproject.org/r/#/c/24721/~~
~~* https://review.rdoproject.org/r/#/c/24782/~~
~~* https://review.rdoproject.org/r/#/c/24818/~~
* BIG ONE https://review.rdoproject.org/r/#/c/24774/
* https://review.rdoproject.org/r/#/c/25782/

