---
# System prepended metadata

title: Roadmap for Flock To Fedora Reimplementation

---

# Roadmap for Flock To Fedora Reimplementation
## Revision 1.0 (0854IST, 16 July 2022)

(+2/-2 week of tolerance)

1. Setting our tools and workflows right (COMPLETED)
13 July 2022 to 20 July 2022
1 week

2. Configuring the boilerplate and foundational code (COMPLETED)
20 July 2022 to 27 July 2022
1 week

3. Actual implementation of the website code (ONGOING)
27 July 2022 to 24 August 2022
2 weeks (+2 weeks of tolerance)

4. Staging deployment and community feedback
24 August 2022 to 31 August 2022
1 week

5. Retrospective implementation based on responses
31 August 2022 to 07 September 2022
1 week

6. Production deployment, documentation and blog
07 September 2022 to 14 September 2022
1 week