---
# System prepended metadata

title: Gig IG046 -- Static IP Support for vSphere

---

# Gig IG046 -- Static IP Support for vSphere

## Sprint 231

**SPLAT Team's Pre-Gig To-Do's**
- [ ] Refine backlog for [SPLAT-827](https://issues.redhat.com/browse/SPLAT-827). Architecture has changed someone since these card are open.
- [ ] Prepare installation process overview(discussed in retro)
- [ ] Send invitations to team ceremonies



## Sprint 232

**Focus on onboarding**
https://docs.google.com/document/d/1cJjsQNniuECnMRD0sFBsUinGoSY5EZm51yCkKvnQyTk/edit#heading=h.wg1893qw4smz

Expected outcomes:
- [ ] I can install OpenShift in the IBM 7 environment and VMC


## Sprint 233

**Focus on Competencies**

Expected outcomes:
- [ ] I can build the installer and install a specific release image
- [ ] I can build a custom release image with a custom component image
- [ ] I can build and install the following operators:
    - machine-api
    - machine-config

## Sprint 234/235

**Focus on static IP API and Upstream Changes**

Expected outcomes:
- [ ] Finalizing API changes to MAPI and CAPI.  Work with Joe/Richard and Joel Speed.
- [ ] Finalize changes with the upstream community on new lifecycle hook.


## Sprint 236

**Implement API changes**

Expected outcomes:
- [ ] Pull request open for the installer to implement the platform spec changes
- [ ] Pull request open for the API to implement the platform spec changes

## Sprint 237

**Implement terraform changes**

Expected outcomes:
- [ ] Pull request for platform spec changes merges
- [ ] Pull request for terraform changes is open

## Sprint 238

**Implement asset generation**

Expected outcomes:
- [ ] Pull request for machine/machineset asset generation is open

## Sprint 239 ... n

**Docs/QE Enablement and Closing PRs**

Expected outcomes:
- [ ] Remaining PRs are merged
- [ ] QE is supported in the testing of the feature
- [ ] Docs is supported in the technical aspects of documenting the feature