---
# System prepended metadata

title: Project Estimation Report

---

# Project Estimation Report

This report provides an estimation of the time required to complete the given full stack project tasks under two scenarios: one where the frontend is already created and needs edits or additions, and one where the frontend needs to be built from scratch.

## Scenario 1: Frontend Already Created

### Task Breakdown and Estimates

1. **User Authentication**
   - **Components:** Sign-up, Sign-in, Check-token (including refresh token)
   - **Frontend:** 0.5 days
   - **Backend:** 2 days
   - **Integration and Testing:** 1 day
   - **Total:** 3.5 days

2. **Individual User Account**
   - **Component:** Profile
   - **Frontend:** 0.5 days
   - **Backend:** 1 day
   - **Integration and Testing:** 1 day
   - **Total:** 2.5 days

3. **Opportunities**
   - **Component:** Another user’s opportunity
   - **Frontend:** 0.5 days
   - **Backend:** 1 day
   - **Integration and Testing:** 1 day
   - **Total:** 2.5 days

4. **Networking**
   - **Components:** Friendship Request, Friends, Aliases
     - **Friendship Request**
       - **Frontend:** 0.5 days
       - **Backend:** 1 day
       - **Integration and Testing:** 1 day
       - **Total:** 2.5 days
     - **Friends**
       - **Frontend:** 0.5 days
       - **Backend:** 1 day
       - **Integration and Testing:** 1 day
       - **Total:** 2.5 days
     - **Aliases**
       - **Frontend:** 0.5 days
       - **Backend:** 1 day
       - **Integration and Testing:** 1 day
       - **Total:** 2.5 days

5. **Chat System**
   - **Component:** Friends Chat
   - **Frontend:** 1 day
   - **Backend:** 2 days
   - **Integration and Testing:** 2 days
   - **Total:** 5 days

6. **Subscriptions and Payments**
   - **Component:** User can subscribe on platform
   - **Frontend:** 1 day
   - **Backend:** 2 days
   - **Integration and Testing:** 2 days
   - **Total:** 5 days

7. **KYC (Know Your Customer)**
   - **Component:** Integration with third party endpoints
   - **Frontend:** 0.5 days
   - **Backend:** 2 days
   - **Integration and Testing:** 1 day
   - **Total:** 3.5 days

8. **Contracting**
   - **Component:** Frontend to sign electronically documents
   - **Frontend:** 1 day
   - **Backend:** 2 days
   - **Integration and Testing:** 2 days
   - **Total:** 5 days

### Summary of Estimates (Frontend Created)

| Task                                      | Frontend | Backend | Integration and Testing | Total  |
|-------------------------------------------|----------|---------|-------------------------|--------|
| User Authentication                       | 0.5 days | 2 days  | 1 day                   | 3.5 days  |
| Individual User Account                   | 0.5 days | 1 day   | 1 day                   | 2.5 days  |
| Opportunities                             | 0.5 days | 1 day   | 1 day                   | 2.5 days  |
| Networking (Friendship Request)           | 0.5 days | 1 day   | 1 day                   | 2.5 days  |
| Networking (Friends)                      | 0.5 days | 1 day   | 1 day                   | 2.5 days  |
| Networking (Aliases)                      | 0.5 days | 1 day   | 1 day                   | 2.5 days  |
| Chat System                               | 1 day    | 2 days  | 2 days                  | 5 days   |
| Subscriptions and Payments                | 1 day    | 2 days  | 2 days                  | 5 days   |
| KYC                                       | 0.5 days | 2 days  | 1 day                   | 3.5 days  |
| Contracting                               | 1 day    | 2 days  | 2 days                  | 5 days   |

**Overall Total:** 37 days

## Scenario 2: Frontend Not Created

### Task Breakdown and Estimates

1. **User Authentication**
   - **Components:** Sign-up, Sign-in, Check-token (including refresh token)
   - **Frontend:** 2 days
   - **Backend:** 2 days
   - **Integration and Testing:** 1 day
   - **Total:** 5 days

2. **Individual User Account**
   - **Component:** Profile
   - **Frontend:** 2 days
   - **Backend:** 1 day
   - **Integration and Testing:** 1 day
   - **Total:** 4 days

3. **Opportunities**
   - **Component:** Another user’s opportunity
   - **Frontend:** 2 days
   - **Backend:** 1 day
   - **Integration and Testing:** 1 day
   - **Total:** 4 days

4. **Networking**
   - **Components:** Friendship Request, Friends, Aliases
     - **Friendship Request**
       - **Frontend:** 2 days
       - **Backend:** 1 day
       - **Integration and Testing:** 1 day
       - **Total:** 4 days
     - **Friends**
       - **Frontend:** 2 days
       - **Backend:** 1 day
       - **Integration and Testing:** 1 day
       - **Total:** 4 days
     - **Aliases**
       - **Frontend:** 2 days
       - **Backend:** 1 day
       - **Integration and Testing:** 1 day
       - **Total:** 4 days

5. **Chat System**
   - **Component:** Friends Chat
   - **Frontend:** 4 days
   - **Backend:** 2 days
   - **Integration and Testing:** 2 days
   - **Total:** 8 days

6. **Subscriptions and Payments**
   - **Component:** User can subscribe on platform
   - **Frontend:** 4 days
   - **Backend:** 2 days
   - **Integration and Testing:** 2 days
   - **Total:** 8 days

7. **KYC (Know Your Customer)**
   - **Component:** Integration with third party endpoints
   - **Frontend:** 2 days
   - **Backend:** 2 days
   - **Integration and Testing:** 1 day
   - **Total:** 5 days

8. **Contracting**
   - **Component:** Frontend to sign electronically documents
   - **Frontend:** 4 days
   - **Backend:** 2 days
   - **Integration and Testing:** 2 days
   - **Total:** 8 days

### Summary of Estimates (Frontend Not Created)

| Task                                      | Frontend | Backend | Integration and Testing | Total  |
|-------------------------------------------|----------|---------|-------------------------|--------|
| User Authentication                       | 2 days   | 2 days  | 1 day                   | 5 days   |
| Individual User Account                   | 2 days   | 1 day   | 1 day                   | 4 days   |
| Opportunities                             | 2 days   | 1 day   | 1 day                   | 4 days   |
| Networking (Friendship Request)           | 2 days   | 1 day   | 1 day                   | 4 days   |
| Networking (Friends)                      | 2 days   | 1 day   | 1 day                   | 4 days   |
| Networking (Aliases)                      | 2 days   | 1 day   | 1 day                   | 4 days   |
| Chat System                               | 4 days   | 2 days  | 2 days                  | 8 days   |
| Subscriptions and Payments                | 4 days   | 2 days  | 2 days                  | 8 days   |
| KYC                                       | 2 days   | 2 days  | 1 day                   | 5 days   |
| Contracting                               | 4 days   | 2 days  | 2 days                  | 8 days   |

**Overall Total:** 54 days

## Conclusion

- **Scenario 1 (Frontend Created):** The estimated time required is 37 days. This scenario assumes that the frontend already exists and only needs to be edited and integrated with the backend components.
- **Scenario 2 (Frontend Not Created):** The estimated time required is 54 days. This scenario assumes that the frontend needs to be developed from scratch, along with the backend components.

The estimates provided are based on a moderate level of complexity and familiarity with the technology stack. Actual time may vary depending on specific requirements, unforeseen challenges, and development efficiency.