---
# System prepended metadata

title: Schedule for the first half of 2024
tags: [RegularMeeting, Major]

---

## Can be expect
### Feb. 2024 (the last week): 
* Tapeout PCB
* Purchase all components of BOM
	* 5 \*Psc. 
### ~~Mar. 2024~~ Arp. 2024:
* Hand solder PCB & test in NTU
* Beam test II
	* Blue scintillation
### ~~Apr. 2024~~ **Pending because of phododioe from *firecomm***:
* ~~SMT foundry begins work and Tapeoupt~~
	* ~~Foundary expected~~
* ~~Purchase larger Compoment (>100) for BOM~~
### May 2024
* Mother InterConnection Board (Mini Board)
	* Reason: SPI has too [variant](https://www.analog.com/en/resources/analog-dialogue/articles/introduction-to-spi-interface.html)
	* ![image](https://hackmd.io/_uploads/BkEjR9rV0.png)
	* ![image](https://hackmd.io/_uploads/B1-p09BNR.png)

### June 2024
* **Good news**: Firecomm accept our order (sample and 200+)
* Design one channel Receiver(Analog) with Firecomm
	* [FR00AHAR](https://fiberfin.com/custom/upload/File-1535472897.pdf)
		* [Buy](https://fiberfin.com/product/ff-fr00ahar/)
		* **Vertical one may be as good choice to reduce design of chassis** 
* Design one channel Transmitter with Firecomm
	* [FT01MHNG](https://shop.mev-elektronik.com/wp-content/uploads/FT01MxNG-Datasheet-Rev-D.pdf)
		* [Buy](https://fiberfin.com/product/ff-ft01mhng/)
		* Discontinue
		* `555 timer`(1s, .1s, .01s) -> `intensity ctrl`(Resistor, Var. Current, fixed vol.) -> LED
* Fiber Splite
	* [1x4](https://fiberfin.com/product/ff-aspltvlb1-4g-4501z-002f/)
	* [1x6](https://fiberfin.com/product/ff-aspltvlb1-6c-4511z-011m/)
	* [1x8](https://fiberfin.com/product/splitter-1-x-8-legs-versatile-link-hfbr-4503z-4513z-connectors-1-meter-total-0-5-meter-legs/)
		* Need to request
* [Dust Cap](https://fiberfin.com/product/light-plight-lens-cap-clear-plastic-for-2-2-mm-jacketed-fiber/)
* Tapout:
	* 1ch. transmitter/receiver with
	* Mother InterConnection Board (Mini Board)


### July 2024

* Tapout new sub boards (5~10 pcs)
	* Include mount component
*	Testing with new source

## Unexpect
* Green scintillation and its package and test
  * Maybe September (only fiber)
  * Sleeve: Request a sample to verity
    * Hard?
    * Available(Easy) to cut?
* Next beam test