---
# System prepended metadata

title: 'Installation Plan: 15 Ton/Day MSW Plasma Pyrolysis System'

---

# Installation Plan: 15 Ton/Day MSW Plasma Pyrolysis System

## Project Overview
**Total Project Cost**: €4,030,100  
**Installation Duration**: 28 weeks from site mobilization  
**Total Project Timeline**: 52 weeks from equipment order  
**Site Footprint**: 5,000 m² (50m × 100m)

## Phase-by-Phase Installation Plan

### Phase 1: Pre-Installation Planning (4 weeks - €52,000)

**Site Survey and Preparation**
- Comprehensive geotechnical soil analysis for foundation design
- Environmental impact assessment and regulatory compliance review
- Building permits and zoning approvals for industrial waste processing facility
- Electrical grid impact study for 1MW generator connection
- Transportation route survey for oversized equipment delivery

**Key Deliverables**:
- Site preparation drawings and specifications
- Environmental permits and regulatory approvals
- Transportation permits for reactor vessel (60-ton load)
- Utility connection agreements (400V 3-phase, process water 50m³/day)

### Phase 2: Site Preparation (8 weeks - €155,000)

**Foundation and Infrastructure**
- Site clearing and leveling of 5,000 m² area
- Excavation of 150 m³ for reinforced concrete foundations
- Installation of 200 m³ reinforced concrete foundations (C30/37 grade)
- Underground utility installation: electrical conduits, water supply, drainage
- Access road construction capable of supporting 100-ton crane loads

**Materials Requirements**:
- Reinforced concrete: 200 m³ with steel reinforcement
- Aggregate base course: 300 m³ for road construction
- Underground utilities: 500m electrical conduit, 200m water piping
- Site drainage system with oil/water separator

### Phase 3: Equipment Transport (3 weeks - €60,000)

**Transport Logistics**
- **Container shipping**: 4 × 40ft ISO containers from manufacturer to European port (€18,000)
- **Heavy equipment transport**: Specialized transport for reactor vessel (3m × 6m, 35 tons)
- **Generator transport**: 1MW gas engine (25 tons) with escort vehicles
- **Port handling**: Customs clearance and port handling charges

**Transport Specifications**:
- Primary reactor: 3.5m width × 6.2m length × 4.8m height (requires oversize permits)
- 1MW generator: 12m length × 2.5m width × 3.2m height (standard flatbed)
- Total transport distance: 450km average from port to site

### Phase 4: Container Positioning & Setup (2 weeks - €38,000)

**Container Installation**
- Positioning of 4 × 40ft containers using 50-ton mobile cranes
- Container foundation mounting and precise leveling (±2mm tolerance)
- Inter-container connections: walkways, piping penetrations, electrical conduits
- External utility connections and weatherization sealing

**Equipment Required**:
- 2 × 50-ton mobile cranes for 5 days each
- Precision leveling equipment and laser alignment tools
- Specialized container lifting spreader beams

### Phase 5: Major Equipment Installation (6 weeks - €165,000)

**Heavy Equipment Installation**
- **Primary gasification reactor**: 3m diameter × 6m height installation using 100-ton crane
- **1MW gas engine generator**: Positioning and alignment on vibration-isolation mounts
- **Plasma torch systems**: Precision installation and alignment of dual torch configuration
- **Waste heat recovery boiler**: Installation with high-temperature piping connections
- **Gas cleanup systems**: Baghouse filter and scrubber assembly

**Critical Equipment Specifications**:
- Primary reactor: 35-ton lift requiring 100-ton crane with 25m boom
- Generator set: 25-ton installation with millimeter precision alignment
- Plasma torches: Specialized handling due to fragile electrode assemblies

### Phase 6: Piping & Electrical Installation (4 weeks - €145,000)

**Process Piping Systems**
- High-temperature syngas piping (800°C rating, ceramic-lined steel)
- Steam distribution system (15 bar, 400°C superheated steam)
- Cooling water circulation piping (closed-loop, 500kW capacity)
- Compressed air and instrument air distribution

**Electrical Systems**
- High-voltage electrical connections for 1MW generator
- Motor control centers and variable frequency drives
- Instrumentation and control wiring (>5km of cable)
- Emergency shutdown systems and fire detection wiring

**Materials**:
- High-temperature piping: 800m of ceramic-lined steel pipe
- Electrical cable: 5,000m of various types (power, control, instrumentation)
- Insulation materials: 200m² of high-temperature pipe insulation

### Phase 7: Control Systems Integration (3 weeks - €88,000)

**Automation and Control**
- PLC and DCS programming for automated process control
- Human-machine interface (HMI) configuration and testing
- Safety instrumented system (SIS) commissioning for SIL-2 rating
- Network infrastructure and cybersecurity implementation
- Integration testing of all control loops and safety interlocks

**Control System Specifications**:
- Main PLC system with redundant processors
- 4 HMI stations (2 in control room, 2 field stations)
- 150+ analog inputs, 200+ digital inputs/outputs
- Advanced process control algorithms for plasma optimization

### Phase 8: System Commissioning (6 weeks - €155,000)

**Startup and Testing Sequence**
- Individual system testing (cold commissioning)
- Integrated system testing without waste feed
- Hot commissioning with actual MSW feed (graduated capacity testing)
- Performance testing to verify guarantee parameters
- Environmental compliance testing and stack emission measurements

**Testing Requirements**:
- 72-hour continuous operation test
- Performance guarantee verification (syngas production, emissions)
- Safety system functional testing
- Environmental compliance demonstration

### Phase 9: Training & Handover (2 weeks - €45,000)

**Personnel Training**
- **Operations training**: 3 operators × 40 hours each (plasma systems, safety protocols)
- **Maintenance training**: 2 technicians × 80 hours each (specialized plasma equipment)
- **Management training**: Safety, environmental, and operational procedures
- **Emergency response**: Comprehensive emergency shutdown and response procedures

**Documentation Handover**:
- Complete operating manuals and procedures
- Maintenance schedules and spare parts catalogs
- As-built drawings and system documentation
- Warranty activation and technical support setup

## Cost Summary and Budget Breakdown

| Category | Cost (EUR) | Percentage |
|----------|------------|------------|
| **Equipment (BOM)** | 3,037,000 | 75.4% |
| **Installation Labor** | 388,000 | 9.6% |
| **Materials & Supplies** | 300,000 | 7.4% |
| **Transport & Logistics** | 45,000 | 1.1% |
| **Equipment Rental** | 45,100 | 1.1% |
| **Other Costs** | 215,000 | 5.3% |
| **TOTAL PROJECT** | **4,030,100** | **100.0%** |

## Critical Path and Resource Requirements

### Critical Path Items (24-week manufacturing lead time)
1. **1MW Gas Generator**: 24 weeks (must order immediately)
2. **Primary Gasification Reactor**: 20 weeks (refractory curing time)
3. **Waste Heat Recovery Boiler**: 18 weeks (custom design)
4. **Site preparation can run parallel** with equipment manufacturing

### Essential Equipment Rental
- **100-ton mobile crane**: €9,600 (8 days for reactor installation)
- **50-ton mobile crane**: €12,000 (15 days for container positioning)
- **25-ton mobile crane**: €11,250 (25 days general lifting)
- **Specialized rigging**: €12,250 (hydraulic systems, alignment tools)

### Skilled Labor Requirements
- **Installation team**: 8-12 specialized technicians + 4 supervisors
- **Plasma specialists**: 2 engineers for torch installation and commissioning
- **Control system engineers**: 2 specialists for DCS programming and testing
- **Heavy rigging crew**: 6 certified riggers for major equipment installation

## Risk Mitigation and Success Factors

### Critical Success Factors
- **Early procurement**: 1MW generator order placement (24-week critical path)
- **Heavy equipment access**: Site access verification for 100-ton crane and 60-ton reactor transport
- **Skilled labor availability**: Early booking of plasma and control system specialists
- **Weather planning**: Schedule outdoor work during favorable conditions
- **Utility coordination**: Confirm 1MW grid connection capacity and process water supply

### Quality and Safety Requirements
- **Installation standards**: All work to comply with European industrial safety directives
- **Quality control**: Third-party inspection at critical installation milestones
- **Safety protocols**: Comprehensive safety plan for high-temperature and electrical work
- **Environmental protection**: Dust control and noise management during construction

The installation plan delivers a **turnkey 15 ton/day MSW plasma pyrolysis facility** with **1MW power generation capacity** within **52 weeks total project duration** and **€4.03 million total investment**, providing **complete energy independence** and **substantial surplus power sales revenue**.

(https://www.fieldex.com/en/blog/crane-rental-costs-across-continents-a-comprehensive-guide)
(https://groupeindustrielpremium.com/en/learning-center/how-much-does-an-overhead-crane-cost)
(https://lifthing.com/industrial-relocations/)
(https://rigging-busters.com/pricing/)
(https://lutpub.lut.fi/bitstream/10024/159331/1/diplomityo_ekqvist_niina.pdf)
(https://www.angi.com/articles/shipping-container-cost.htm)
(https://wtert.org/wp-content/uploads/2020/10/ducharme_thesis.pdf)
(https://dataintelo.com/report/industrial-rigging-service-market)
(https://www.container-xchange.com/blog/shipping-container-price/)
(https://eurecat.org/wp-content/uploads/2023/01/Paper_Eurecat_Ramos_2020.pdf)
(https://www.linkedin.com/pulse/europe-industrial-lifting-equipment-market-outlook-6u5hf)
(https://www.freightos.com/freight-resources/container-shipping-cost-calculator-free-tool/)
(https://www.aii.org/plasma-gasification-revolutionizing-waste-management/)
(https://gis-ag.ch/en)
(https://www.heavyequipmenttransport.com/knowledge-base/how-much-does-a-shipping-container-cost.php)
(https://www.sciencedirect.com/science/article/abs/pii/S001623612301311X)
(https://www.conbit.eu/services/installation)
(https://www.hapag-lloyd.com/en/online-business/quotation/quick-quotes.html)
(https://www.europeanbiogas.eu/wp-content/uploads/2024/12/EBA-Gasification_December-2024.pdf)
(https://rrs.group/contract-lifting/)