---
# System prepended metadata

title: Project-Sprint-Plan

---

# ESG Optisolve - ESG GPT SPRINT PLAN

## Project Charter

**Project Name:** ESG GPT MVP Development  
**Project Start Date:** February 1st, 2024  
**Project End Date:** April 15th, 2024  
**Project Team:** 
1. ML Specialist
2. NLP Specialist
3. Backend Specialist
4. Frontend Specialist  

**Goal:** Develop a demoable MVP of the ESG GPT tool that showcases core functionalities.

## Sprint Plan

### Sprint 1: Feb 1 - Feb 14
**Objective:** Project setup and initial planning.
- **All Team Members**: Project kick-off, understanding project requirements, and setting up development environments.
- **ML and NLP Specialists**: Start exploring data sources and initial data collection.
- **Backend Specialist**: Set up the initial backend framework.
- **Frontend Specialist**: Draft basic UI design concepts.

### Sprint 2: Feb 15 - Feb 28
**Objective:** Data collection and initial backend setup.
- **ML and NLP Specialists**: Continue data collection and start preprocessing tasks.
- **Backend Specialist**: Develop basic API endpoints for data ingestion.
- **Frontend Specialist**: Create wireframes for the user interface.

### Sprint 3: Mar 1 - Mar 14
**Objective:** Begin model development and API integration.
- **ML Specialist**: Start building the base ML model.
- **NLP Specialist**: Focus on initial NLP processing tasks.
- **Backend Specialist**: Integrate APIs with ML/NLP tasks.
- **Frontend Specialist**: Develop the basic front-end structure.

### Sprint 4: Mar 15 - Mar 28
**Objective:** Advanced model development and frontend-backend integration.
- **ML and NLP Specialists**: Enhance ML/NLP models and start testing.
- **Backend Specialist**: Ensure robust API functioning and backend-frontend integration.
- **Frontend Specialist**: Start building interactive elements and connecting with backend.

### Sprint 5: Mar 29 - Apr 11
**Objective:** Refinement and testing.
- **ML and NLP Specialists**: Finalize models and conduct thorough testing.
- **Backend Specialist**: Strengthen API endpoints and ensure scalability.
- **Frontend Specialist**: Refine UI/UX and conduct frontend testing.

### Sprint 6: Apr 12 - Apr 15
**Objective:** Final adjustments and preparation for the demo.
- **All Team Members**: Bug fixes, final testing, and preparation for the demo.

## Milestones
- **End of February**: Complete data collection and initial model development.
- **End of March**: Achieve basic functionality with backend-frontend integration.
- **April 15th**: MVP ready for demonstration.

## Final Deliverable
- **MVP of the ESG GPT tool**: A basic version showcasing key features like ESG data processing and a simple user interface for interaction.

## Considerations
- Weekly team meetings for progress tracking and agile adjustments.
- Flexibility in the plan to accommodate learning curves and unforeseen challenges.
- Focus on collaboration between team members to ensure integration of different components.

This plan is designed to effectively utilize the skills of each team member and progressively build towards a functional MVP within the given timeframe. Regular evaluations at the end of each sprint will ensure the project remains on track and any issues are addressed promptly.