---
# System prepended metadata

title: NIR-VID - work package 2
tags: [nir-vid]

---

---
tags: nir-vid
---

# NIR-VID - work package 2
## New sprint - reformat committee page and add screen responsiveness

## 20/03/2023

Work package 1 can be found [here](https://hackmd.io/@jhughes982/Byk8y8A65).

The first prototype of the website has been completed with all of the functionality mentioned in the original work spec.

**PI's:** 
Mohamed Hassouna (UCL surgeon) 
Manish Chand (UCL surgeon)

**Primary developer:**
Dr. James Hughes

All estimates are costed at a £200 day rate and include only the features mentioned below. Any additional features will need to be discussed in a new work package.

Every effort will be made to keep to the below estimates, however sometimes the work can take longer than expected as estimating software work is a challenging process.

___

## Frontend web development estimates

### Frontend revisions

| Task |  Time estimate in days | Comments |
|-|-|-|
| Reformat the committee page | 0.5 | Main committee members should go side-by-side, Mo to go underneath. The initial bio should display 2 or 3 sentences. If the user clicks on a bio it should expand downward to reveal the rest of the text. Mo to send relevant text content for short and long bio versions. |
| Add interactive homepage hero images | 0.5 | The images should change when the user clicks on the left and right arrow buttons. Mo to send relevant images. |
| Add screen responsiveness | 3 | The website should look good and function across desktops, laptops, tablets, and mobile phones. |
| **Total** | **4** | |

### Additional notes
It may take several rounds of feedback before the look and feel is finalised across all different screen sizes.

---

### Total project estimates
| Task | Time estimate in days |
|----|----|
| Frontend revisions | 4 |
| Implementing feedback | 1 |
| **Total time** | **5**|

# Total cost: £1000

Due to cost concerns, we agreed that I would make a best effort to implement a basic version of the above features and I would let the PI's know how many days it took. We can then revisit this at a later date if we need to make it look better.
