---
# System prepended metadata

title: Schedule
tags: [FAR2023, Schedule]

---

# Schedule
###### tags: `Schedule`

[TOC]

## 粗時程表
### 2022/10月
- [x] Finish building Coyote.v1
- [x] Finish building new launch pad
- [x] Test flight for Coyote.v1

### 2022/11月
- [x] Design the N-class motor thrust test stand
- [x] Upgrade the new launch pad
- [x] Design the Coyote.v2
- [x] Finish building Coyote.v2
- [x] [12/03] Test flight for Coyote.v2
- [ ] ~~Build the v3 airframe~~

### 2022/12月
- [x] Finish building the N-class motor thrust test stand
- [ ] ~~Design the Coyote.v3~~
- [ ] ~~Test flight for Coyote.v3~~
- [ ] ~~Build the supersonic airframe~~

### 2023/1月
- [x] Design N-class motor
- [x] Send motor design for processing
- [ ] Design and build airframe
- [ ] Design rocket interior
- [x] Design new avionics

### 2023/2月
- [ ] Make parachute
- [ ] Test N-class motor
- [ ] FAR 1st Test flight
- [ ] Design glider
- [ ] Design rover
- [ ] Design cubesat

### 2023/3月

### 2023/4月

### 2023/5月

### 比賽日 : 2023/06/02~2023/06/04

### 流程圖
```mermaid
gantt
    title 準備流程圖
    dateFormat  MM-DD
		axisFormat  %m-%d
        
        section Test Flight
            1st pre-check : 02-24, 3d
            1st : 02-28, 1d
            2nd : 04-01, 1d
        
        section Assembly
            1st test flight assembly : 02-15, 9d
        
		section Airframe
            玻纖管製作 : 02-06, 7d
            
        section Motor  
            Thrust test : 02-13, 2d
            
		section Avionic
            
        section Parachute
        
        section Glider
        
        section Cubesat
       		    
```

### 分工
- System : 其宇
- Airframe : 子凡、德慶
- Motor : 子凡、柏漢
- Parachute : 湲晨
- Avionic : 庭瑋
- Glider : 柏漢
- Cubesat : 子承、楷鈞
- Ejection mechanism : 楷鈞
- Avionic bay : 
- Nose cone : 德慶
- Launch Pad : 
- Rail buttom : 

## Detailed academical progress
### 柏漢
#### week1 11/11
- [x] Use the data of the previous tested motor to simulate the flight results.
- [x] Re-measure the weight of the Coyote.v1's debris to compare to the last flight result.
- [x] Prepare the pressure sensors for testing the chamber pressure. And design the test.[with 子凡]
#### week2 11/18
- [x] Pre-test the chamber pressure test to make sure the feasibility.[with 子凡]

#### week3 11/25
- [x] Test another nipples made motor for more data.
- [ ] Finish building the test stand.
- [x] Prepare for the test, including KNSB and the safety protocol.
- [ ] Test flight for the Coyote.v2.
- [x] Build new nipple motors.
- [x] Design and print ceramic zozzle molds.

#### week4 12/02
- [ ] Test the motor and summarize it through the test report.
#### week5 12/09
- [ ] Design the new motor for ground test and flight test.
- [ ] Study the equation to calculate the nozzle appearance.
- [ ] Build at least three type dummy rocket to test.
#### week6 12/16
- [ ] Send the new motor's engineer draw for processing.
- [ ] Make sure of the period of process is less than 2 weeks.
- [ ] Prepare for at least two motor thrust test.
#### week7 12/23
- [ ] Test another nipples made motor for more thrust.
- [ ] Test flight for the Coyote.v3.
#### week8 12/30
- Buffer time
#### week9 01/06
- [ ] Prepare the propellant of the L-class motor and MD30(1/4)
#### week10 01/13
- [ ] Thrust test the L-class motor and MD30(1/7)
- [ ] Prepare the MD20 or MD30 (is up to the result of thrust) for dummy flight test

### 德慶
#### 01/06
- [ ] 完成推力測試台的架設
- [ ] 試著做出第一支玻纖的箭身
- [ ] 討論玻纖尾翼、鼻錐的製作，收集各位成員的意見，以提前發現問題

#### 01/13
- [ ] 評估第一支玻纖箭身的狀況，並改進製作流程，在這一個禮拜內必須根據問題進行至少2次的修正迭代
- [ ] 根據構想將製作玻纖製尾翼的設備做出來，並進行一次的尾翼製作
- [ ] 列印玻纖鼻錐之模具

#### 01/27
- [ ] 評估玻纖箭身的狀況，若仍需要改進，則在這一個禮拜內必須根據問題再次進行至少2次的修正迭代
- [ ] 若玻纖箭身不需近一步修改，則開始製作玻纖製的鼻錐
- [ ] 評估初次製作的玻纖尾翼，根據問題再次進行修正迭代至少2次
- [ ] 確定大型火箭鼻錐的形狀以及大致設計圖

※在這一周玻纖箭身務必完成，並將大型火箭的箭身設計圖確定下來

#### 02/04
- [ ] 開始製作大型火箭的箭身
- [ ] 根據前一次鼻錐製作的問題進行修正迭代至少2次
- [ ] 確定火箭箭身測試裝置的設計圖
- [ ] 列印大型火箭鼻錐的模具

#### 02/10
- [ ] 進行大型火箭箭身的測試
- [ ] 製作大型火箭的尾翼
- [ ] 針對鼻錐做最後的檢查，若依舊無法執行，則在進行修正迭代至少2次
- [ ] 若鼻錐沒有問題，則開始製作大型火箭鼻錐

#### 02/17
- [ ] 完成大型火箭鼻錐、尾翼、箭身的評估，確定它們都能負擔飛行任務


### 楷鈞
#### week0 11/06
- [x] Design the prototype every part of the Coyote.v2.
#### week1 11/11
- [x] Complete the design of the first edition of Coyote.v2's avionics bay and parachute deploy system.
#### week2 11/18
- [x] Build the design of the first edition of Coyote.v2's avionics bay and parachute deploy system by 3D printer.
- [x] Test the capability of avionics bay and parachute deploy system.
#### week3 11/25
- [x] Put every part together and measure each part's weight for simulation, and design the fins.
#### week4 12/02
- [x] 11/30 Finish the whole structure of COYOTE Ver.2
- [x] Finalized the design of Coyote.v2.
#### week5 12/09
- [x] Design and build the ISP555 avionics bay for dummy rocket.
#### week6 12/16
- [ ] Finish all the design of Coyote.v3.
- [ ] Prototype every part of the Coyote.v2.
#### week7 12/23
- [ ] Test flight for the Coyote.v3.
- [ ] Summarize the flight through a report.
#### week8 12/30
- Buffer time

### 子凡
#### week1 11/11
- [x] Design the launch pad patch to make it more robust.
- [x] Learn how to simulate the motor shell stress and strain for finding the weak point of our motor.
#### week2 11/18
- [x] Finish updating the launch pad.
- [x] Check whether the existing nipples made motor is safe enough to do more test. Also check the ground test motor.
#### week3 11/25
- [x] 11/20 : Launch pad connector V2
- [x] 11/23 : nipple motor safety analysis
- [ ] Finish building the test stand.
- [ ] Prepare for the test, including KNSB and the safety protocol.
- [ ] Test flight for the Coyote.v2.
#### week4 12/02
- [x] Launch pad V2 assembly complete
- [x] Improve the pressure test process.
#### week5 12/09
- [x] Chamber pressure measurement hardware assembly
- [ ] Simulate the new designed motor and find its break point.[with 柏漢]
- [ ] Learn how to simulate the fluid dynamics through Ansys.
- [x] Build at least three type dummy rocket to test.
#### week6 12/16
- [ ] Design the first edition of airframe.
- [ ] Use Ansys to simulate its fluid dynamics.
#### week7 12/23
- [ ] Design and build the skeleton to make the pure fiber glass airframe.[with 德慶]
- [ ] Test flight for the Coyote.v3.
#### week8 12/30
- Buffer time

### 其宇
#### week1 11/11
- [x] Design the switchboard of avionics system.
- [x] Test the video transmitter quality.
#### week2 11/18
- [x] Fix some of the bugs in previous version.
- [x] Add some new features to next version.
#### week3 11/25
- [x] Design the first edition of new avionics board.
- [x] Test the 2.4GHz amplifier capability.
#### week4 12/02
- [x] 11/30 Finish avionics system for v2 flight.
- [x] Test flight for the Coyote.v2.
- [x] Summarized the flight data through a detailed report.
- [ ] Finalized the design of new avionics board.
- [ ] Raise the new avionics board's stability.
#### week5 12/09
- [ ] Rewrite the avionics system.
#### week6 12/16
- [ ] Rewrite the avionics system.
#### week7 12/23
- [ ] Test flight for the Coyote.v3.
- [ ] Summarized the flight data through a detailed report.
#### week8 12/30
- Buffer time

### 庭瑋
#### week5 12/09
- [ ] Renew the club website.
- [ ] Buy a new anemometer.
- [ ] Test the 1W 2.4G RF range.
#### week6 12/16
- [ ] Rewrite the avionics system.
- [ ] Test the Lora range.
#### week7 12/23
- [ ] Keep rewriting the avionics system.
#### week8 12/30
- Buffer time

### 湲晨
#### week5 12/09
- [ ] Make a presentation in parachute.
- [ ] Design a 5kg parachute
#### week6 12/16
- [ ] Build the first prototype
#### week7 12/23
- [ ] Test the first prototype
- [ ] Build the second prototype
#### week8 12/30
- [ ] Test the second prototype
- [ ] Design the 20kg rocket parachute
#### [1~2月規劃](https://hackmd.io/@5p4qJkQRRam5ZF7PHxjvYA/r1JP9dyus)

## Detailed administrative progress
#### week 2 11/18
- [ ] List all the targeting corperations for sponsorship. [name=ALL]
- [x] Ask ISP cadre for help in administration. [name=子凡]
- [ ] Prepare the recruitment for everyone in the campus. 
- [x] Ask other associations if they are interested in art work for the team.
- [x] Rearrange the documentation. [name=All]
#### week 3 11/25
- [x] Assign some people to do the accounting work, paper work for going abroad.
- [x] Read the related law in launch vehicle.
- [ ] Prepare for the competition project outline. [name=其宇]
- [ ] Send all the sponsorship request email. [name=其宇]
#### week 4 12/02
