---
# System prepended metadata

title: Workload Timelines for Decracy Development

---

# Workload Timelines for Decracy Development 

## Tasks

### Crypto [Done]

The crypto remake will take all the cryptographic functionality to a single package so we eliminate blake_hasher package from root folder.

Expected delivery date: 22-05-2020


### Errors [In Progress 90%]

Uniform error handling for decracy with failures. Update on error messages that represent better the kind of error.

Expected delivery date: 25-05-2020

### Consensus [In Progress]

Fixing and refactoring, implementation new features of **Democratia consensus**.

Expected delivery date: 12-06-2020

### Consensus Debug

Debug Consesus and fix fiunded bugs and issues.

Expected delivery date: 19-06-2020

### Structure Refactoring

Refactoring of the structure to eliminate one shot traits and optimize further the implementation. Custom decracy naming for modules.

Expected delivery date: 03-07-2020


### Sticky for all layers: p2p + consensus + dag + dag storage + SC 

Expected delivery date: 10-07-2020



### Build Node and first tests

Complete the node compilation and run the first tests over the wire.

Expected delivery date: 17-07-2020



### Unit tests

Complete code coverage with unit testing.

Expected delivery date: 31-07-2020


### Integrity tests

Complete integrity testing.

Expected delivery date: ?


### Tests from QA + potential bug or business logic fixes



Expected delivery date: ?


### Release MVP

Expected delivery date: Depends on the testing performance and QA
(possibly dates end of middle of August)

