---
# System prepended metadata

title: Decidim Vocdoni User Stories (2nd Phase)

---

# Decidim Vocdoni User Stories (2nd Phase)

1st phase: https://hackmd.io/S3Rx3Ci3RKaOWcmRYgGyLQ

Development of the 2nd phase of the agreement of Decidim:
https://docs.google.com/spreadsheets/d/1xqfoSxHOf6laNlxYNOzYZq9UOywOw8U6VrLZ2gPEIFs/edit#gid=0

## Update @vocdoni/sdk to v0.0.12
Ref: VOC-SEC-01
https://github.com/decidim-vocdoni/decidim-module-vocdoni/issues/51

## Manually start an election
Ref: VOC-SEC-05
https://github.com/decidim-vocdoni/decidim-module-vocdoni/issues/58

## Honor "secrets until the end" check in frontend
Ref: VOC-SEC-07
https://github.com/decidim-vocdoni/decidim-module-vocdoni/issues/59

:::info
FYI, la introducimos por esta (que ya está hecha)
> Implement an option to hide the results to the voters from the frontend until the organizer decides to publish them (at frontend level, not protocol level)
:::

## Use the internal census system
Ref: VOC-SEC-02
https://github.com/decidim-vocdoni/decidim-module-vocdoni/issues/60
https://hackmd.io/8zAvfBMST6q0UkjyZE0Ldw

## Election setup wizard
https://github.com/decidim-vocdoni/decidim-module-vocdoni/issues/56


## Vote overwrite configuration
Ref: VOC-SEC-04
https://github.com/decidim-vocdoni/decidim-module-vocdoni/issues/65

[In the grant]
> Revamp of the vote overwrite feature to allow for enabling or disabling the feature and to inform the voter of the number of available vote overwrites.

## Anonymous voting
Ref: VOC-SEC-08 
https://hackmd.io/M8HpwQfHQIWsZ91LNEHfVQ
https://github.com/decidim-vocdoni/decidim-module-vocdoni/issues/70

## Credit renewal flow
Ref: VOC-SEC-06
https://github.com/decidim-vocdoni/decidim-module-vocdoni/issues/73

## Redesign update
Ref: VOC-SEC-08
https://github.com/decidim-vocdoni/decidim-module-vocdoni/issues/74

# Accountablity Pokecode:Decidim Vocdoni User Stories (2nd Phase)

Updated by Pau Parals - 24/11/2023
Last updated: 01/08/2023 (+91 hours between periods to invoice, at the moment)
| Task/Issue | Complexity | Uncertainty | Profile | Design | Total estimated | Total executed | Difference | 
| -------- | -------- | -------- | -------- | -------- | -------- | -------- | -------- |
| VOC-SEC-01-01 (Done) |4|4|6|No|6|6|0|
| VOC-SEC-01-02 (Done) |0|0|0|No|0|5,5|-5,5|
| VOC-SEC-02** (Almost done) | 40 | 60 | 90 | No | 90 | 90 | 0 |
| VOC-SEC-03 (Done) | 40 | 80 | 120 | No | 120 | 55,5 | 64,5 |
| VOC-SEC-04 (Done) | 8 | 12 | 18 | No | 18 | 17,5 | 0,5 |
| VOC-SEC-05 (Done) | 24 | 36 | 54 | No | 54 | 31 | 23 |
| VOC-SEC-07 (Done) | 8 | 16 | 24 | No | 24 | 24,5 | -0,5 |
| Deploy | - |- | - | - | 0 | 2 | -2 |
| VOC-SEC-08 (New) | 0 | 0 | 0 | No | 0 | 0 | 0 |
| VOC-SEC-09 (New) | 0 | 0 | 0 | Yes | 0 | 0 | 0 |
| Total | 124 | 208 | 312 | - | 312 | 232 | 80 |

Vocondi Phase 1
-There are 7 hours which have been not billed that will be billed in the monthly invoice of phase 2

**VOC-SEC-02 is almost done. Due an error, we won't charge any more hours in this task.