---
# System prepended metadata

title: Scrum Master's log
tags: [SCRUM]

---

# Scrum Master's log

###### tags: `SCRUM`

[ToC]

## Sprint 13 (26 May 2020 - 16 June 2020)

**Planned:** 14 stories (100% of last sprint)
**Completed:** Y stories (?% of last sprint)
**Availability:** 79 days (105% of last sprint)

|     Dev     	 |    Days 	  |
| :------------: | :--------: |
|   **Esben**  	 |     14  	  |
|    **Petr**  	 |     11  	  |
|   **Lukas**  	 |     12 	  |
|   **David**  	 |     12     |
|   **Soren**  	 |     13  	  |
|   **Louise** 	 |     14  	  |
|   **Anders** 	 |      0  	  |
|   **Total**  	 |     76	  |

## Sprint 12 (28 April 2020 - 19 May 2020)

**Planned:** 14 stories (77% of last sprint) (increased to 18)
**Completed:** 14 stories (67% of last sprint)
**Availability:** 75 days (83% of last sprint)

|     Dev     	| Days 	|
|:-----------:	|:----:	|
|  **Esben**  	|  14  	|
|   **Petr**  	|  14  	|
|  **Lukas**  	|  5  	|
|  **David**  	|  14  	|
|  **Soren**  	|  14  	|
|  **Louise** 	|  14  	|
|  **Total**  	|  75 	|

![](https://i.imgur.com/PS9vJZ8.png)

![](https://i.imgur.com/hBbeuPl.png)

## Sprint 10 (19 February 2020 - 10 March 2020)

**Planned:** 18 stories (129% of last sprint)
**Completed:** 21 stories (124% of last sprint)
**Availability:** 97 days (93% of last sprint)

|     Dev     	 |    Days 	  |
| :------------: | :--------: |
|   **Esben**  	 |     14  	  |
|    **Petr**  	 |     15  	  |
|   **Lukas**  	 |     10  	  |
|   **David**  	 |     15  	  |
|  **Vitalie** 	 |     13  	  |
|   **Soren**  	 |     15  	  |
|   **Louise** 	 |     15  	  |
|   **Total**  	 |     97 	  |

## Sprint 9 (29 January 2020 - 18 February 2020)

**Planned:** 14 stories (77% of last sprint)
**Completed:** 17 stories (90% of last sprint)
**Availability:**: 104 days 

![](https://i.imgur.com/C4Zibxd.png)

![](https://i.imgur.com/0WKeGC9.png)

## Sprint 8 (7 January 2020 - 27 January 2020)

**Planned:** 18 stories (257% of last sprint)
**Completed:** 19 stories (172% of last sprint)
**Availability:**: unknown

Notes:
- 12 stories have been added to the sprint during the sprint (most of which were breakdowns of already planned stories)

![](https://i.imgur.com/6AcqV37.png)

![](https://i.imgur.com/fAZOnWE.png)


## Sprint 7 (10 December 2019 - 2 January 2020)

**Planned:** 7 stories (43% of last sprint)
**Completed:** 11 stories (220% of last sprint)
**Availability:**: very little due to the Holidays

![](https://i.imgur.com/NeCWH2e.png)


## Sprint 6 (19 November 2019 - 20 December 2019)

**Planned:** 16 stories (80% of last sprint)
**Completed:** 5 stories (25% of last sprint)
**Availability:**: 123 days - Full Team Availability

Notes:
- Guessing, the real availability was at around 25% of planned.
- QA and Release for SC9.1 and SC9.2 was ongoing throughout the whole sprint.
- 2 new team members joined and were being onboarded this sprint.

![](https://i.imgur.com/vFcuWQq.png)


Yellow - story removed from sprint (1)
Purple - story added to sprint (1)

-- 
![](https://i.imgur.com/NMs4jly.png)


## Sprint 5 (22 October 2019 - 11 November 2019)

**Planned:** 20 stories (65% of last sprint)
**Completed:** 20 stories (100% of last sprint)
**Availability:**: 123 days - Full Team Availability

Notes:
- We have put in a margin of 1 story for preparing for the partner summit presentations
- It was decided during the sprint not to release Compatibility with Sitecore 9.1 and 9.2 after all which saved us time.
- Note that even though we finished 20/20, because we net added 1 story to the sprint, realistically it is 20/21, as we have one story left unfinished.

![](https://i.imgur.com/n4RGl3a.png)

Yellow - story removed from sprint (2)
Purple - story added to sprint (3)

-- 
![](https://i.imgur.com/huflv2f.png)


## Sprint 4 (1 October 2019 - 21 October 2019)

**Planned:** 31 stories (120% of last sprint)
**Completed:** 20 stories (153% of last sprint) 66% of target
**Availability:**: 86 days (75% of last sprint)

Notes:
- 75% of availability compared to last sprint
- Besides the planned stories, we agreed to finishing up a QA&R, and also doing an entirely new QA&R
- New hire Anders, but late in the sprint, with a week of holiday and onboarding. (no production yet)
- The QA&R from the previous sprint was released, but the one planned was not started.

## Sprint 3 (10 September 2019 - 30 September 2019)

**Planned:** 26 stories
**Completed:** 13 stories
**Availability:**: 115 days 

Notes:
- New hires Jacob, Flemming and Vitalie but still onboarding.


## Sprint 2 (22 August 2019 - 9 September 2019)

**Planned:** 18
**Completed:** 11
**Availability:**: 88 days 

Notes:
- First sprint with the full team back from holidays.

## Sprint 1 (1 August 2019 - 21 August)

**Planned:** 12
**Completed:** 11

Notes:
- First sprint with the new Process in place.

# Current full-availabiliy

|     Dev     	 |    Days 	  |
| :------------: | :--------: |
|   **Esben**  	 |     15  	  |
|    **Petr**  	 |     15  	  |
|   **Lukas**  	 |     15  	  |
|   **David**  	 |     15  	  |
|   **Soren**  	 |     15  	  |
|   **Louise** 	 |     15  	  |
|   **Total**  	 |     90 	  |