---
# System prepended metadata

title: GoC Phase 2 - 3 Timeline
tags: [game-of-chains]

---

---
tags: game-of-chains
---

- Duality's not making it in for phase 2: they can do it for phase 3, we can help them
- Stride is not happening
- Neutron: commit and genesis available:
    - https://github.com/neutron-org/neutron/tree/f5f1ce84a18d9b274a3caa2719997e26c43d3448
    - Check slack for the genesis file

## Neutron testing:

Running off of fresh state genesis:
```
panic: unknown field "unbonding_period" in types.Params
```

Using a genesis file without the unbonding_period parameter:
```
panic: unknown field "unbonding_period" in types.Params
```

# GoC Phase 2 - 3 Timeline

## Week of Nov 21

### Monday

- Hero starts
- Neutron proposal goes up
- Gopher proposal goes up (interchain-security-cd binary for rly testing)
- Apollo stop proposal goes up

### Tuesday

- Proposal to lock max validators at then-current number goes up

### Wednesday

- Neutron starts
- Gopher starts
- Apollo stops

**Phase 3 begins**


### Thursday

- Audit-only proposal 1 goes up

### Friday

- Max validator param changes
- Coordinator stake is redistributed among validator set

## Week of Nov 28

### Monday

- Audit-only proposal 2 goes up

### Tuesday

- Audit-only proposal 3 goes up

### Wednesday

- Sputnik relayer goes offline

## Week of Dec 5

### Monday (Dec 5)

**Phase 3 ends**

- Redelegate stake back to coordinator validator

### Friday (Dec 9)

- Final tally goes online