---
# System prepended metadata

title: Magesmiths Roadmap Update 30-05

---

---
title: Magesmiths Roadmap Update 30-05
tags: 
--- 
# Magesmiths Roadmap Update 30-05


## DAOhaus v3 Alpha
By end June, we should have released DAOhaus Connect, Alpha version of the Summoner & Hub app. Getting DAO Core UI released is a stretch goal but it is unlikely we will achieve that
- **DAOhaus Connect**: 1 or 2 outstanding issues before completion 
- **HAUS Components & SDK**: Ongoing effort & work in progress
- **Contracts & subgraphs**: Contract changes merged into Moloch Mystics, but additional changes (e.g. subgraphs, etc.) will pose a slight delay
- **Summoner Alpha** (Due 3 June): Good progress. Form is completed & ready for review.
- **Hub Alpha** (Due 10 June) : Core infrastructure & wiring
- **DAO Core UI** (Due 24 June): Stretch goal to complete this, but unlikely to complete by end June
> For greater details on v3 milestones, refer to the Github link [here](https://github.com/HausDAO/daohaus-monorepo/milestones).

## DAOhaus v2 
- **Issue Management Workflow**: Process is implemented - bugs are reported, spec-ed, triaged and fixed
- **Support Workflow**: Process & Discord flow is being tested in another test server
- **Feature Improvement & Deprecation**: Some work has started (e.g. explorations of switching DAO metadata backend from Airtable to Poster contract)
- New Dev (e.g Bryan Rosetti) is onboarded & fixing v2 bugs 

## Developer Relations 
- **Developer Experience**: Revamping first tutorial for Boost documentation based on Jord's workshop on building a Boost. 
- **Community Outreach**: Reached out to 5-6 developer teams to understand developer persona, general needs and fedback
- The Boost tutorial v1 should be completed & be ready for developer feedback by end of this week


## Decentralized App Management
- JP is owning this workstream and starting documentation of our infrastructure management process (Overlaps with DAO Metadata Backend explorations in v2)
