---
# System prepended metadata

title: Magesmiths Roadmap Update - 27 Jun

---

---
title: Magesmiths Roadmap Update - 27 Jun
tags: 
--- 

# Magesmiths Roadmap Update - 27 Jun 

![](https://i.imgur.com/VWBICLd.png)


## v3 Alpha 
**Shipping this week:** 
- HAUS SDK: Alpha version (incl. npm packages & READMEs)
- HAUS Components: Alpha version (incl. npm packages & READMEs)
- Summoner UI: Alpha version of UI 
- Hub UI: Alpha versions of UI 
- Licenses & README for v3

**Slight delay**
- DAO UI Alpha: No timelines for now - work to resume after the above workstreams are completed
- Contracts & Subgraphs: Some edits to smart contracts are pending. Smart contract audits are next up.
- Alpha Testing: Not started yet but ready for user testing 

## v2 Maintenance 
- Bug triage & fixing process implemented & working well (i.e. closed 27 issues in last 30 days)
- Major projects completed include
    - Gnosis Safe v2 
    - Publish Boost (using Poster contract)
    - Deprecation of Allies
    - Launch of Goerli & deprecation of Rinkeby + Kovan 
- Work queued up & ready to work on
    - DAO metadata migration to Poster contract 
    - Replacement of hosted Graph servers
    - Ongoing work with Gnosis Nomad Module)
    - Ongoing work with v2 decentralization 

## Kickstart DevRel 
- Interviewed 6 teams and published strategy & directions in [forum post](https://forum.daohaus.club/t/hausdao-devrel-progress-report-01/11164/2)
- Published [Boost tutorial](https://daohaus.club/docs/devs/build-a-boost) & dev docs updates 
- Organized 1st Fishbowl live coding session this week (Wed 11AM PT) 
- Received 1st Boost PR (Hedgey) and currently undergoing review

## Decentralized app management
Due to our focus on v2 & v3, this is mostly happening in the background through above workstreams