---
# System prepended metadata

title: Roadmap Update 16-05
tags: [roadmap]

---

---
title: Roadmap Update 16-05
tags: roadmap
---

# Roadmap Update 16-05
**![](https://lh6.googleusercontent.com/cfLu_bnJtLDZwobzjfgiuutrS_eanJG7jIztuoOYTS4nNcPK3qHlzfACXfW6-M30B_puqwZ7tHSVhnp8DjVf7IOsXgeQAR2Nxs3lOSXU20x5D83-gq83S72Emn50jgg6hlR4q8kWM-7w136D_Q)**

## **Summary**

Over the past 2 weeks, the Magesmiths have begun implementing process improvements across all workstreams. At this stage, there are some slight delays in timelines, but we should start seeing benefits from these process improvements soon. 

## **[v3 Alpha](https://github.com/orgs/HausDAO/projects/3)** 
- HAUS Components: `Delayed` 
- HAUS SDK: `On track` 
- Summoner: `Delayed` due to DAOhaus Connect (*Previously not on roadmap*)
- Hub: `On track` 
- DAO UI: `Delayed` due to other depedencies & blockers
    - New product development process implemented in building DAO UI 
- Contracts: `Delayed` due to merge conflicts & automated testing 

## **[v2 Maintenance](https://github.com/orgs/HausDAO/projects/4)** 
- [Process & workflows](https://github.com/orgs/HausDAO/projects/4): `On track`
    - Plor has started refining and implementing flows (triage, scoping, shipping) 
- v2 architecture & documentation: `On track`
    - Discussion & documentation WIP by Plor
- Feature Deprecation (Allies): `On track`
- Last 2 Weeks by the Numbers

## **[Developer Relations](https://docs.google.com/spreadsheets/d/15ya_nOmythgzOjpjJP9kukmn23lZhSA_sbgd5jH07I0/edit#gid=434389312)** 
- Goal: (1) revamp DAOhaus v2 Developer Experience (2) deliver 3 boosts by end June 
- Developer Experience: `On track` 
    - Boosts workshop organized last week, docs & developer tooling audit to commence
- Developer Enablement: `On track`
    - v0 process, flows & CRM tracker created [here](https://docs.google.com/spreadsheets/d/15ya_nOmythgzOjpjJP9kukmn23lZhSA_sbgd5jH07I0/edit#gid=1615399566) 

## **Decentralized App Management**
- No owner yet, but we aim to commence process documentation over the next 2 weeks  