---
# System prepended metadata

title: 2/3/2022 Update
tags: [Meetings]

---

---
tags: Meetings
---

# 2/3/2022 Update

## Agenda

1. Introduction to Itamar
2. Stream Agreements Documents Summary
3. The Vault Deep Dive
4. Revenue Sharing/Delegation cadCAD Model Updates
5. Tenative Milestone Schedule
6. Discussion Time

## Stream Agreements Documents Summary

A summary of all documents from the stream agreements work has been created and can be found here: https://hackmd.io/ilEarX2vTOm4QhiFzIbDSw

## The Vault Deep Dive

A full analysis of the vault and its interface has been created and can be found here: https://hackmd.io/7Aippgj8S5uRV14unfMPJg

## Revenue Sharing/Delegation cadCAD Model Updates

Scoping of the addition of The Vault has been done and development can proceed if the discussion from "The Vault Deep Dive" leads to concensus about using the Vault.

General Vault Implementation:

1. Overall vault holding all funds held in personal balance.
    - Only manual user actions of deposits, withdraws, or money from exchange of tokens
    - Allows also for a central counterparty clearing house in terms of adding insurance premiums to cover losses in pools
2. Each pool <-> Each broker agreement
    - Either bonding curve or flat exchange rate for buying into pool in exchange for tokens.
    - Withdrawal still has the issue of liquidity but now there can either be liquidity providers who exchange shares for interest/premium or some possible options for the vault to take on shares temporarily (would require a LOT of risk measures)

Plan: Start with no liquidity provider functionality for first pass of modeling, and begin to integrate that in after the vault style set up has been modeled. 

## Tenative Milestone Schedule

### 2/17/2022

1. Completed cadCAD model vault re-factor w/o liquidity providers
2. Any revisions + additional updates to "The Vault Deep Dive"
3. Completed policy options sheet with basic/tenative recommendations (to be further tested within the research plan)
4. Completed research plan for testing the policy options

### 3/3/2022

1. Completed simulations + candidate model selection
2. Any revisions from prior milestones completed
3. Rough Draft/Scaffold of specification guide

### 3/17/2022

1. Working draft of specification guide
2. Any revisions from prior milestones completed
3. Begin work on liquidity mining possibility

## Discussion Time