---
# System prepended metadata

title: Untitled

---

2020 DevOps Infrastructure Planning

- Update AMIs†
- Update ~~Gennady~~Chef†
(3months)


- Compliance Automation†
    - AWS Config Rules
    - Vuln Scanner
    - New AWS tooling
(6 months)


- Deprecate Vault†
    - Marathon-lb <-> AWS Secrets Mgr
(2 months)


- Find a Replacement for Mesos
    - Deprecate Consul
    - Reliable Scale Up/Down methodology for **F.N.T.**
(12-14 months)


- DevOps+IT Developer OnBoarding and workflow management
    - Teach Terraform
    - Teach Gitlab
    - Teach Lambdas
    - Teach IAM
    - 
(3 months)


- GoCD Deprecation
    - Deploy Metrics
    - Reduce Deploy Time
(3 months)


- Migrate SCM -> Gitlab
(3 months Best case, more like 6 or a year based on past performance)


- PCI SAQ
(2 months)


- AWS Domain Migrations (Weekly or Monthly from GoDaddy)
(12 Months)


- AWS Serverless/Services Education
(Neverending)


- DB Updates and Rightsizing (Alleviate with Dynamo?)
(3-5 months)


- Implement Load Testing Methodology / Chaos Engineering
(6 months best case)


- Incident Management Training
(If Everybody shows up? 2 weeks. One in Jan, one in July)


- Slice Infrastructure Week (June 2020)
(1 month to plan, 1 week to execute)



† indicates this can be accomplished by reducing EC2 use in favor of AWS Serverless services.