---
# System prepended metadata

title: Launchpool Handover

---

# Launchpool Handover

* Deploy Phase two `0x01c1452d4f0cdCe13bcD16582951B8D84aC45095`
    * Deploy core contract - BR - DONE
    * Unizen (from LPT Deployer) - BR
        * Send Rewwards - BR - DONE
        * claim ETH - LP via Gnosis Safe
    * Mixsome (from LPT Deployer) - BR - DONE
        * Set up THURSDAY 16th - VA / AMG / Sequence / LP - DONE
        * Script for AN Other to deploy in the future - handover and training for new LP devs -DONE
    * Support Sequence on dApp - DONE

* Phase one
    * Handover scripts / train - DONE
    * Change pools to phase out some pools - BR / LP
        * Transfer ownership / make change / transfer back - w/c 19th April - VA / AMG - DONE
        * Transfer ownership of LPT Deployer - AMG
    * BSC 
        * Go-live VA - DONE

* Pups
    * No action required from BR

* Gnosis safe one pager(s) for Launchpool (by end of April - but ideally for project 3 onwards):
    * Setup pools - DONE
    * Send rewards - DONE
    * claim ETH - DONE
    * Testing of Gnosis Safe apps - DONE
    * Transfer ownership to Launchpool Gnosis safe - DONE
    
* Code
    * Clean up scripts and README - BR - DONE
    * Handover repo to Launchpool repo
        * contracts
        * repo
    * Push audited contract to `Smart-Contracts` public repo - BR - DONE 

* Train
    * Handover to Launchpool devs and Sequence - Couple of sessions complete with VA on calls - DONE

* Going forward
    * 2-4 days for May onward for consulting / support 
        * _No coding - all new dev to be done by Launchpool Dev_
    * 2 June onward for consulting / support 
        * _No coding - all new dev to be done by Launchpool Dev_