---
# System prepended metadata

title: 'Plando app - devops, week 4 and 5'
tags: [Report, Test, Plando, Training, 2nd-Month]

---

# Plando app - devops, week 4 and 5

###### tags: `Report` `2nd-Month` `Test` `Training` `Plando`

:::info
:calendar: **Period:** 30th of march to 12th of april.
:::
## :memo: Sumary

### 1: Informations needed

All good.

### 2: Proposal for week
Last week we have the challenge of build the react boilerplate. So the original planing for the last week is here.

Most of this week will be about validating the deliverables from the past weeks. For be used in development by Gui and in the tests by Mayara. With some time left I want to start working on the deliverable pipeline. The shared enviroment.

- [x] tests setup
    - [x] unit node
    - [x] integration node
    - [ ] ~~e2e node~~
- [ ] ~~e2e test setup~~
- [ ] ~~manual test training~~
- [ ] ~~Deliverable pipeline~~


### 3: Unplaned work
Not a task, but we have to deal with the beginning of work of Pedro. 


## Reunions
This week I can see two importants meeting topics, the **training for manual testing** and **training for automated test**, both of those I want to do with Gui and Mayara.

Those reunions never do, but we gonna make work.

- [Plando onboarding of Pedro] Reunião Gui e Pedro: 6/04 1h
- [Reunion about some issues and expectations on next delivery] Reunion with Gui: 11/04 1h


## Delivered
There was no deliverable ready on this week. A sad week this was.


## Timesheet

- [summary hours](https://drive.google.com/open?id=1AcSbx8yQvr4R2tq3rbhzEwrLGSUmKqym)
- [detailed hours](https://drive.google.com/file/d/17tpkpVfZLqDzjvp2shw27p_uhsC2zvWY/view?usp=sharing)