---
# System prepended metadata

title: 'Plando app - devops and frontend, week 6'
tags: [React, Boilerplate, Report, Plando, 2nd-Month]

---

# Plando app - devops and frontend, week 6

###### tags: `Report` `2nd-Month` `Boilerplate` `React` `Plando`

:::info
:calendar: **Period:** 13nd to 19th of april.
:::
## :memo: Sumary

### 1: Informations needed
All good here.


### 2: Proposal for week
This week will be split in 2 parts:

#### Frontend
This will be about bring Pedro up to speed with all details of plando and migrating it for new boilerplate, finished on week 3.

- [x] migration of boilerplate - [details](/s/Hk4JjfCPI)

#### Devops
On this side of things, the tests have to be finished and the integration of work done in the docker-compose.

- [x] finish backend tests
- [x] docker-compose with frontend on it

### 3: Unplaned work


## Reunions
Most of the reunion time will be expend on Pedro onboarding.

- [Setup and organization of plando] Lucas and Pedro: 13/04 30m.
- [Briefing of new tasks] Lucas and Gui: 14/04 30m.
- [Integration Back/front] Lucas and Pedro: 1h
- [Delivery of migration to boilerplate] Lucas, Pedro and Gui: 16/04 1h15m

## Delivered

### frontend
- [version with new boilerplate](https://github.com/Bizaline/plando/pull/7)

### devops
- [Frontend with dockerfile](https://github.com/Bizaline/plando/pull/6)
- [Setup of tests of crud-api](https://github.com/Bizaline/nodejs/pull/4)
- [More tests on crud-api and a cleaned version](https://github.com/Bizaline/nodejs/pull/6)
- [fix mongodb host for connecting with plando db](https://github.com/Bizaline/plando-infra/pull/3)
- [Load stack and update readme](https://github.com/Bizaline/plando-infra/pull/4)

## Timesheet

- [sumary](https://drive.google.com/open?id=1LhAP_7HcXESWjY9hgo5aI4f9_OwvToP8)
- [detailed](https://drive.google.com/open?id=1Kp6pg4g5TpoQusCs8MEhX61ftVR9b2Hu)
