---
# System prepended metadata

title: 'Plando app - devops, week 8'
tags: [Report, IaC, Deploy, Plando, 2st-Month]

---

# Plando app - devops, week 8

###### tags: `Report` `2st-Month` `Deploy` `IaC` `Plando`

:::info
:calendar: **Period:** 27th of april to 3rd of may.
:::
## :memo: Sumary

### 1: Informations needed
done here.

### 2: Proposal for week

- [x] Addins
    - [x] members - [see details](/s/SkppeFktI)
- [ ] Update CRUD routes
- [x] Start research for websocket
- [x] Train Mayara for start manual tests


### 3: Unplaned work
This week we have a unplaned work that was a good thing, because I faced a block in `Update CRUD routes`, I could not just start the research for websocket but also build it.
- [x] shared develop infra issue
- [x] Socket
    - [x] build socket application with go
    - [x] add container in docker compose
    - [x] connects back to it - to broadcast
    - [x] connects front to it - to listen

## Reunions
- Deliverables with hole team 1 hour, 28/04
- Quarter planning proposal with Edward 1 hour, 28/04
- Trainning with Mah about manual tests 1 hour, 29/04
- Onboarding with Dan 1 hour, 29/04
- Onboarding with Rafa 1 hour, 30/04
- Checkpoint with hole team 1 hour, 30/04
- Tech refining about state imutability,  2 hours, 01/05
- Business refining about next features,  1 hour, 01/05

## Delivered
- [Socket - Application in go](https://github.com/Bizaline/plando-socket/pull/1)
- [Socket - Broadcast edition on Project](https://github.com/Bizaline/plando-crud-api/pull/11)
- [Socket - Lib and service that listen the events](https://github.com/Bizaline/plando-frontend/pull/21)
- [Socket - Docker compose with socket container](https://github.com/Bizaline/plando-infra/pull/12)
- [Addins - Add Members](https://github.com/Bizaline/plando-frontend/pull/12)

## Timesheet
:::info
 **Note:**
 Well, our intern, hours being listed here is just for reference, because those hours is not used on the invoices.
:::
- [summary]
- [details]