---
# System prepended metadata

title: 'Plando app - devops, week 3'
tags: [Report, Test, 1st-Month, Plando, Training]

---

# Plando app - devops, week 3

###### tags: `Report` `1st-Month` `Test` `Training` `Plando`

:::info
:calendar: **Period:** 23rd to 28th of march.
:::
## :memo: Sumary

### 1: Informations needed

- [x] dns administrator - AWS Route 53
- [x] error on frontend

Still needing to know where our dns are being handled, for future network planning.


### 2: Proposal for week
Most of this week will be about validating the deliverables from the past weeks. For be used in development by Gui and in the tests by Mayara. With some time left I want to start working on the deliverable pipeline. The shared enviroment.

- [ ] tests setup
    - [ ] unit node
    - [ ] integration node
    - [ ] e2e node
- [ ] e2e test setup
- [ ] manual test training
- [ ] Deliverable pipeline

The above proposal will be caried to next week. The boilerplate took all the week to be made.

### 3: Unplaned work
I have face some issues on frontend preparation to work on docker. For solving I call Gui and we together expend more than 1 hour trying without sucess.

So our first unplaned task arrive, make a new react project, based on this [boilerplate](https://github.com/react-boilerplate/react-boilerplate).

- [x] react boilerplate for frontend 

## Reunions
This week I can see two importants meeting topics, the **training for manual testing** and **training for automated test**, both of those I want to do with Gui and Mayara.
- [Boilerplate Delivery] with Gui: 27/03 50m.
- [Bugfix Frontend] with Gui: 24/03 1h30m.


## Delivered

- [react boilerplate with redux observables](https://github.com/LucasBadico/react-boilerplate/pull/1)

## Timesheet

- [sumary](https://drive.google.com/open?id=1IGnEi-3ucSbAGYmgfJW00ZuGpI7xz1FM)
- [detailed](https://drive.google.com/open?id=1tesVOJmADg_J4oTkouTseuc4Ml90Qc-t)
