---
# System prepended metadata

title: Sprint 68 Planning 20230503

---

# Sprint 68 Planning 20230503

## Goal

Make these things enjoyable and low-stress: 1) changes to  OSCAL CI/CD and 2) share knowledge and code reliably.

## Sprint Details

Sprint 68 is from 3-16 May 2023 (10 days). Current board is [here](https://github.com/orgs/usnistgov/projects/25/views/2).

### OSCAL time leave or other priorities

- AJ: 4
- Arminta: 8 (website work)
- Chris: 0* (*All research, conference)
- Dmitry:  2.5-3 (Conference is not included)
- Michaela: (Conference/Workshop) + ?website work?
- Nikita: 3-4 (Conference + paper reviews + moving)
- Wendell: 4

### [B]lockers, [C]oncerns, [R]isks

- [C] We need to account for time for conference prep (23-24 May 2023)
- [R] AJ explained that our tutorials are useful, but we need more cohesion and storytelling about how we explain model usage for the larger community
- [R] Getting to the aforementioned longer-term (next few sprint) trajectory is still difficult even with the goal of the last few sprints. We need to make headway there or work around it to get to that.
- [C] All the OSCAL Project doesn't reflect a see one, do one, teach one (and we can't just do that in just research, or just dev, but cohesively across the project)

### Action Items

