---
# System prepended metadata

title: Bi-weekly meeting note - 6/8/2019

---

# Bi-weekly meeting note - 6/8/2019

## Thien:

- Coding for sprint 1 done
- Code review & some unit test needs to be implemented
- Need a new env for QA (EC2 not applicable <-- hard to deploy) 
    --> Long provides the solution: 2 namespaces in a cluster, deadline: 10-11/8


## Han:

- Sync job not updated when create and approve a proposal (type: deposit) --> Manh will send sync log to debug
- New update onchain API document --> just remove an error message, no impact
- Need to update SRS: memberID or nationalID 
	--> Son: client required 2 separate fields "memberID" & "nationalID" (char[50])
	--> Thien: onchain doesn't have "id", just "userAddress"
	--> Manh:
	- "memberID" should be replaced by "id"
	- type of "id" should change from "int" to "string"

- SRS updates confusing a lot 
    --> dedicate a BA to explain and do QnA with team
	--> contact Sơn or the author of each SRS

- The onchain development should be ahead of the offchain to reduce effort for onchain mocking
    --> Onchain team will move fast from sprint 2
- When approving a proposal --> "approver" is null in onchain --> null in sync db (postgre)
	--> "approver" in  onchain will contain "userAddress"


## Thanh:

- SIT test completed, happy cases completed
- Some minor bugs found
    **--> can demo happy cases**

- SRS changelog needs to be more detailed
	--> Son: will highlight changes
- Error codes/message are not fully defined
    --> Thanh will provide list of errors to BA for validation


## Dung:

- Middleware need a WBS and estimation for 4 sprints 
    --> chi Han will provide it in this week
- Update training agenda (from the beginning --> up to date): Long
- Verify the built-up network of CathayQA 
    --> after that, Manh and Hieu will build CI/CD for whole system
