---
# System prepended metadata

title: Blue Bridge - payment processing journey

---

# Blue Bridge - payment processing journey

## Milestone 1

### Due Dates
- **21.12.2020** - milestone 1 tested and fully working, handover to the client on 23.12.2020

FYI: will start work on test task on Monday 7.12.2020


### Milestone 1 User Stories:
- [ ] User can click and pass interactive questionnaire assessment 'are you in scope'
- [ ] User can click on ‘Buy now’ and goes to the billing information page
- [ ] User can fill all the fields and check VAT number
- [ ] User can see order confirmation page and thank-you message


---
### Checkpoints
- every Monday, we have a checkpoint where we come together to review the progress. Below, please specify what you want to demo on each checkpoint:

#### Mon, December 14nd
* FE: `Buy now` button style fixes
* BE: Page view and form for checkout page
* FE: Style for base checkout form 


#### Mon, December 21nd
* BE: VAT validation via 3rd party API
* FE: Checkout page (all 3 steps of proceed payment)
* FE: Thank-you message

#### Tue/Wend, December 21/22th 
* Testing / Bufixing


#### Final delivery: December 23th
- final handover to the client, go-live