---
# System prepended metadata

title: Support Round II

---

# Support Round II

## Provide List



- Source Code (Zip)
- Coding Rule (PPT)
- Function Spec (Word)

## Main Issues


- #### Advance Hunter Game *(Estimated: 112 hrs / 14 mandays)* 

  - [[HRM-1051](https://meganproject.atlassian.net/browse/HRM-1051)] **[Feature]** Update API of proj info for SFDC/Clickup
      > (Emily - Complete)
      - Estimated: 16 hrs (2 mandays)
      - Priority: *HIGH*
      - Branch: -
      - Spec: [HG201_JobCode API Apply](https://ecvcorp.sharepoint.com/:w:/s/msteams_edf5f1/ESi53UGmrMxPv3YmNb-XwpAB1FrSXv3GYrycrLtBxzReTQ?e=tqyWhU)
    
  - [[HRM-1019](https://meganproject.atlassian.net/browse/HRM-1019)] **[Feature]** Receive JobCode Approve Result API (整合 PowerAutomate & Share Point Designer) 
      > (En - Complete)
      - Estimated: 28 hrs (3.5 mandays)
      - Priority: *MEDIUM*
      - Branch: feature/HRM-1019-ahg：receive-job-code-approve-result-api
      - Spec: [Apply jobcode and create list](https://ecvcorp.sharepoint.com/:w:/s/msteams_edf5f1/EZCO21fKe49HrL8QCB024rABhlnm20tq2Pv9KN-gT0tjog?e=MAwAGJ)
       ![](https://i.imgur.com/HslwNzh.jpg)
       

  - [[HRM-992](https://meganproject.atlassian.net/browse/HRM-992)] **[Feature]** Timesheet Review Features
      - Module: Frontend & Backend
      - Estimated: 28 hrs (3.5 mandays)
      - Priority: *MEDIUM*
      - Branch: [feature/HRM-992-timesheet-review-phase1](https://gitlab.com/ecloudture/hrm/huntergamebeta/-/tree/feature/HRM-992-timesheet-review-phase1)
      - Spec: -
  - [[HRM-1011](https://meganproject.atlassian.net/browse/HRM-1011)] **[Feature]** Project Task Comment Features
      - Module: Frontend & Backend
      - Estimated: 32 hrs (4 mandays)
      - Priority: *MEDIUM*
      - Branch: [feature/HRM-1011-project-task-comment](https://gitlab.com/ecloudture/hrm/huntergamebeta/-/tree/feature/HRM-1011-project-task-comment)
      - Spec: -
  - [[HRM-1014](https://meganproject.atlassian.net/browse/HRM-1014)] **[Feature]** Project Task Share URL Design
      - Module: Frontend
      - Estimated: 12 hrs (1.5 mandays)
      - Priority: *MEDIUM*
      - Branch:
      - Spec: -
  - [[HRM-1045](https://meganproject.atlassian.net/browse/HRM-XXX)] **[Bugfix]** Project Task Tree Table Design
      > (Emily - Complete)
      - Module: Frontend
      - Estimated: 6 hrs (0.75 mandays)
      - Priority: *MEDIUM*
      - Branch:feature/HRM-1045-project-task-tree-table-design
      - Spec: [HG212 維護專案任務 (Maintain Project Task )](https://ecvcorp.sharepoint.com/:w:/s/msteams_edf5f1/Ee-NUdd-1r9GsfcGiUqRqUcB25E3Cw2q9o1zlk6wz2DXLA?e=Gj0vze)

- #### Galentxy *(Estimated: 4 hrs / 0.5 manday)* 
    - [[HRM-923](https://meganproject.atlassian.net/browse/HRM-923)] **[Feature]** 專案 Overview 進度表 API 開發
    	> (Phoenix - Complete)
    - Module: Backend
    - Estimated: 4 hrs(0.5 manday)
    - Priority: *HIGH*
    - Branch: [feature/HRM-923-project-overview-schedule](https://gitlab.com/ecloudture/hrm/galentxy/-/tree/feature/HRM-923-project-overview-schedule)
    - Spec: [Knowledge Integration Support_HRM_202304](https://ecvcorp.sharepoint.com/:w:/s/msteams_edf5f1/ES5QeYrBPbFKgViAHU08BtcBn2Tha3pp9UqiUDH77-s7yw?e=tHy0nL)

<div style="page-break-after: always;"></div>

## Side Issues


- #### Bifrost *(Estimated: 16 hrs / 2 mandays)*

  - [[HRM-1060](https://meganproject.atlassian.net/browse/HRM-1060)] **[Feature]** Spring/Summer/Autumn/Winter Theme Module Integration        
      > (Emily - Complete)
      - Module: Frontend
      - Estimated: 16 hrs(2 mandays)
      - Priority: *LOW*
      - Branch:
      - Spec: 
      - feature/HRM-948-bifrost-theme-design-summer-season-version
      - feature/HRM-949-bifrost-theme-design-autumn-season-version

- #### HRM *(Estimated: 24 hrs / 3 mandays)*
  
  - [[HRM-899](https://meganproject.atlassian.net/browse/HRM-899)] **[Feature]** KPI Query 查詢部門與人員選單優化
      > (Emily - Complete)
      - Module: Frontend + Backend
      - Estimated: 8 hrs(1 mandays)
      - Priority: *MEDIUM*
      - Branch:
      - Spec: [Knowledge Integration Support_HRM_202304](https://ecvcorp.sharepoint.com/:w:/s/msteams_edf5f1/ES5QeYrBPbFKgViAHU08BtcBn2Tha3pp9UqiUDH77-s7yw?e=tHy0nL)
  - [[HRM-898](https://meganproject.atlassian.net/browse/HRM-898)] **[Bugfix]** KPI Query 查詢邏輯問題修正 
      > (Emily - Complete)
      - Module: Backend
      - Estimated: 4 hrs(0.5 mandays)
      - Priority: *HIGH*
      - Branch:
      - Spec: [Knowledge Integration Support_HRM_202304](https://ecvcorp.sharepoint.com/:w:/s/msteams_edf5f1/ES5QeYrBPbFKgViAHU08BtcBn2Tha3pp9UqiUDH77-s7yw?e=tHy0nL)
  - [[HRM-900](https://meganproject.atlassian.net/browse/HRM-900)] **[Bugfix]** KPI Add 新增年份查詢條件
      > (Phoenix - Complete)
      - Module: Frontend + Backend
      - Estimated: 8 hrs(1 mandays)
      - Priority: *MEDIUM*
      - Branch:
      - Spec: [Knowledge Integration Support_HRM_202304](https://ecvcorp.sharepoint.com/:w:/s/msteams_edf5f1/ES5QeYrBPbFKgViAHU08BtcBn2Tha3pp9UqiUDH77-s7yw?e=tHy0nL)
  <!-- - [[HRM-858](https://meganproject.atlassian.net/browse/HRM-858)] **[Feature]** RC 合約流程彈性化設計 (Region/FT/PT/Intern) *(Estimated: 16 hrs)*
  - [[HRM-787](https://meganproject.atlassian.net/browse/HRM-787)] **[Feature]** RC 合約流程添加英文版 (or i18n 設計) *(Estimated: 20 hrs)*
  - [[HRM-999](https://meganproject.atlassian.net/browse/HRM-999)] **[Feature]** 寄發 Probation 信件後修改任職狀態為正職 *(Estimated: 4 hrs)* -->
  - [[HRM-820](https://meganproject.atlassian.net/browse/HRM-820)] **[Bugfix]** Maintain Department 組織圖人數扣除失效人員
      > (Phoenix - Complete)
      - Module: Backend
      - Estimated: 4 hrs(0.5 mandays)
      - Priority: *HIGH*
      - Branch:
      - Spec: [Knowledge Integration Support_HRM_202304](https://ecvcorp.sharepoint.com/:w:/s/msteams_edf5f1/ES5QeYrBPbFKgViAHU08BtcBn2Tha3pp9UqiUDH77-s7yw?e=tHy0nL)

- #### OneClick *(Estimated: 24hrs / 3 mandays)*
  
  - [[HRM-961](https://meganproject.atlassian.net/browse/HRM-961)] **[Bugfix]** Approve Hub Review Issues
      > (Phoenix - Complete)
      - Module: Backend
      - Estimated: 16 hrs(2 mandays)
      - Priority: *HIGH*
      - Branch:
      - Spec: 
  - [[HRM-857](https://meganproject.atlassian.net/browse/HRM-857)] **[Feature]** Dashboard 資訊看板新增
      > (Phoenix - Complete)
      - Module: Backend
      - Estimated: 8 hrs(1 mandays)
      - Priority: *LOW*
      - Branch:
      - Spec: (前端已完成), [HR806_Dashboard](https://ecvcorp.sharepoint.com/:w:/s/msteams_edf5f1/Ee4ISL0f3c1Phpt9geRrNV4BHLDPHfaoFoX8SRm6yCd_gA?e=K5f90w)


  <!-- - [[HRM-1028](https://meganproject.atlassian.net/browse/HRM-1028)] **[Feature]** Annual Leave 年假自動計算 (Backend) *(Estimated: 8 hrs)* -->
