---
# System prepended metadata

title: '2022/09/01 - Project: SDE Metrics initiation meeting'
tags: ['Project: SDE Metrics']

---

# 2022/09/01 - Project: SDE Metrics initiation meeting
###### tags: `Project: SDE Metrics`
- Location: Room 3.032
- Date: Thursday 1st Sept 2022, 01:00 PM
- Attendees: SM,MT, CT, MM, JH, AK

## Minutes
- AK [presented](https://docs.google.com/presentation/d/1sqhPaiBOoQhQOLLOkT1DwrPOz-Ic0293JcRyZLIEwyY/edit?usp=sharing) project background
- MT said Kate Court (RSE) will be working on this project.
- MT and SM suggested to first have 'wish list' of metrics that will be in the package. For this there should be a meeting of all except RSE
- MT and SM , suggested after it to have our first meeting with Kate.
- MT suggested Kate will setup all the infrastructure (e.g. github repo, issue logs ) for us to start writing our code.
- MT said RSE time can be used sparsely until Feb 2023.
- MT said there can be opportunity for secondment/shadowing, if people are interested.
- MT mentioned to think about making the package available to wider community by either building wrapper or SDK for other languages.
- MT and SM asked us to look for diverse test dataset e.g. from ONS, IoT 
- SM suggested the resulted package/toolkit can be validated by recruiting MSc students for project.  

## Actions
- AK to arrange a meeting to decide 'wish list'.
- AK to arrange our meeting with Kate.