---
# System prepended metadata

title: ActDev resourcing

---

# ActDev resourcing


Subcontract A/B Street (Dustin) to work on areas of priority to the ActDev project that would facilitate a third zoom level.

The areas of priority are identified as:

1) Improving the visual presence of cycling/walking infrastructure
2) Scoping on how A/B Street can best model cycling at a routing level
3) Integration with the Demonstrator output

## CycleStreets

Currently:

- Routing: 14 days: Simon@14
- UI 20 days: Patrick@10(-15), Martin@(5-)10


Scenarios:

- Routing: 4 days: Simon@4 short-term quietness improvements
- A/B Street: 10 days: Dustin@10
- UI 20 days: Patrick@10(-15), Martin@(5-)10

- Routing: 9 days to include batch APIisation, plus working on objective (2): Simon@9
- A/B Street: 10 days: Dustin@10
- UI 15 days: Patrick@10(-15), Martin@5

## Staff breakdown

Work plan

Time spent as of mid Jan,

```r
1.5 + # MLS
2 + # days SN
2   # AS
# 5.5
```

Time left:

```r
11 + # MLS
9 + # days SN
11.5 + # PJ
12 +
10
# 53.5
```


| Person    | Area    | Month2   | Month3   | Month4   | Total
| -------- | -------- | -------- | -------- | -------- | --------
| RL       | PI       | 4        | 4        | 4        | 12
| JT       | Data     | 15       | 15       | 15       | 45
| AS       | Planit   | 2        | 6        | 4        | 14
| MLS      | UI+      | 4        | 5        | 3        | 11
| SN       | Routing  | 2        | 4        | 3        | 9
| PJ       | UI       | 1.5      | 6        | 4        | 11.5
| DC       | abstr    | 3        | 4        | 3        | 10


59 days
3.5
