---
# System prepended metadata

title: s-proc2 logbook
tags: [Calibration]

---

# s-proc2 logbook
###### tags: `Calibration`
2021/08/30

* 9h00 CEST: loop instanced in Airflow

2021/08/31

* pending local calibrations:
    * SVD, CDC, TOP

* 19hoo CEST: local calibration completed, raw calibration started

2021/09/01
* raw calibration ongoing, TOP, KLM ARICH already closed

2021/09/02
* PXD calibration failed due to a bug in rel-06 scripts
* raw calibrations ongoing

2021/09/06
* raw calibration ongoing
* PXD bug fixed
* need alignement bugfix
* SVD time failing


2021/09/07
* alignment fixed and automated submission turned off
* waiting for millipede and externasl to be available in Airflow
* raw calirbations still ongoing
* SVD time failed, still no respondse from experts
* 


2021/09/08

* still stuck with local basf2 fixing needed for alignment

2021/09/13
* bugfixes for linking compiled milleped in Ariflow failed, not applied
* alignment run manually and payalods uploaded
* thread with BNL experts to compile externals at BNL here https://agira.desy.de/browse/BII-8227
* we need to efficiently fix it before proc13

* still waiting for raw calibration completion

2021/09/14
* cDST production ongoing
* 16h30: data calibrations started

2021/09/15
* ECL leakage run at KEKCC
* only pneidng calirbations are ECL time and ECL leakage

2021/09/16
* data calibrations completed
* process requests signed off
* Some issues with new raw calibrations, (e.g. Millipede II hangs with release-06 and some things being depreciated causing crashes), mostly fixed. Data calibrations had no major issues, ecl_leakage correction performed for the first time at KEKCC. Some manual work still necessary but will be fully automated in the future. We gained about 12 hours of time by running data calibration as soon as the relevant cDSTs are available instead of waiting for all cDSTs to be produced, this will also be automated soon.


## VALIDATION

* spotted main issue with wrong release used for cDST production:
    * redo post-tracking?
    * launch new loop skipping all pre-tracking and starting from cDST prod with pre-rel-06-00c
    * prepare baseline for sproc3-> DONE
    
* todo: instance sproc3 ( skip all pre-tracking)
 



