---
# System prepended metadata

title: Untitled

---

**Product Integration Effort Estimation**
-

Before development
-
- API Doc
- Credential & API
- Whitelist
175.143.50.233 = VPN & Dev
159.138.241.220 Staging
- Provider & Game images (if don't have can request with graphic designer team)

Mandays for development - 24 days (some item must be not needed)
-
Vendor API testing ALL API + Encryption + Decryption - 2 days
Study Entire table structure and column meaning - 1 day
DB Function alter getPromoClaimId & getPlayerInfo
Add game and confirm game major & sub major group & materials - 1 day
Vendor API logic and implementation - 4 days
1. Get User Account
2. User Token Request
3. Check user credit balance
4. Adding or deducting credit
5. Check credit
6. Retrieve game log
7. Signing out
8. Launching game

Promotion & Promotion Cancel API logic and implementation - 1 day
Study Logic and structure of Image MiddleServer(Server to store image) and deploy all image into Middleware Server - 2 day
Grabber + subscriber + Column mapping to unified (provider table & insert source table + insert unified table / update) - 4 days 
Tip and Bonus - 4 days
could be needed to add reference table - 1 day
BO provider configuration - 1 day
BO report - 1 day
Staging System Integration Testing - 2 days

Mandays for Production Deployment Preparation for 1 brand
-
- Whitelist 
- Data patching on 6 table - 1 days
- DB Function alter getPromoClaimId & getPlayerInfo
- grabber table
- Production BO testing - 1 days
- Vendor Production API Testing for createAcc + LaunchGame + GetBalance - 1 days
- Build and Deployment - 0.5 day