---
# System prepended metadata

title: マイルストーン例

---

# マイルストーン例

GREVO Co., Ltd.
Date: 2020-03-02
Writer: W.Ishizuka

<hr>

## Amanotes のドキュメントの例

### 1st Checkpoint **CHECKLIST**

- Day0 to Day11

1.1 AmaSDK has been successfully integrated into the project and builds are successfully exported.
1.2 Core gameplay is applied on 1 demo track.
1.3 Defined camera angle/perspective. 
1.4 Basic art/in-game asset, animation and environment.
1.5 1st checkpoint is completed in 9 working days.

### 2nd Checkpoint

- Day11 to day 30

2.1 Prepare and provide more songs for the game
2.2 Start working and implementing art/graphic into the build
2.3 Provide a build with art/graphic implemented
2.4 Intensively deliver feedback on the build with art/graphic implemented in 1 week
2.5 Polish the art/graphic + gameplay/level design based on Amanotes' team feedback
2.6 Provide a build with new songs implemented
2.7 Edit content (notes arrangement in the tracks)
2.8 Complete the 2nd Checkpoint


### 3rd Checkpoint

- Day30 to Day42 ()

3.1 Work towards the 3rd Checkpoint
3.2 Feedback along the way (if any)
3.3 Final check & Complete the 3rd Checkpoint
3.4 Upload the build onto the store
3.5 Set up UA Campaign

### Soft-Launch1

- Day43 to Day47



<hr>


## GREVO版改良案


上記の柔らか版


