---
# System prepended metadata

title: Progress Report and 5-day Plan

---

# Progress Report and 5-day Plan

The following items are completed:
- OS installation and configuration
- Network configuration for each Dell node and switch
- BeeGFS installation and configuration
- Slurm installation and configuration
- Bright Cluster Manager Provisioning / Compatibility tests
- BIOS, IPMI, iDrac configuration for each Dell Node
- Created optimized image for all management / worker nodes
- Inventory and identifing check for each nodes

However, due to hardward constrain and accidents, the following items needed to be configured again
- Network configuration for each Dell node and switch
- BeeGFS installation and configuration
- Slurm installation and configuration
- Bright Cluster Manager installation
- IB configuration

To faciliate quick installation I would like to ask for complete control of the cluster including the storage appliance

5-day working plan
10/7 Sat - Site Survey
12/7 Mon - Network and IB configuration
13/7 Tue - Network, IB and storage appliance configuration
14/7 Wed - Bright Cluster Manager installation
15/7 Thu - Slurm and BeeFGS configuration
16/7 Fri - Testing and UAT