---
# System prepended metadata

title: Untitled

---


## Team Account (Max, Andy, Muzo, Penny)
```plantuml
	
@startgantt
<style>
ganttDiagram {
    task {
        FontColor black
        FontStyle Bold
        backgroundColor deepSkyBlue
    }
    separator {
        FontColor black
        FontStyle Italic
    }
}
</style>

Project starts 2022-04-11

printscale weekly zoom 5
' printscale monthly zoom 1

saturday are closed
sunday are closed

-- <back:STRATEGY> Backend CI (20 days) </back> --

[Backend Project Listing] as [BPL] starts at 2022-04-11 and lasts 2 days
[One Account Backend CI Setup] as [OABCS] starts at 2022-04-13 and lasts 3 days

[PGN Online Subscription CI Setup] as [PGNOSCS] starts at 2022-04-16 and lasts 2 days

[Other Project CI Setup] as [OPCS] starts at 2022-04-20 and lasts 13 days

-- <back:STRATEGY> Frontend CI (10 days) </back> --

[Frontend Project Listing] as [FPL] starts at 2022-04-11 and lasts 2 days

[Frontend CI Design] as [FCD] starts at 2022-04-13 and lasts 3 days


[One Account Admin CI Setup] as [OAACS] starts at 2022-04-16 and lasts 3 days

[One Account Subscription CI Setup] as [OASCS] starts at 2022-04-21 and lasts 2 days

-- <back:STRATEGY> Mobile CI (5 days) </back> --
[iOS CI Setup] as [ICS] starts at 2022-04-11 and lasts 5 days

-- <back:STRATEGY> SRE CD (30 days) </back> --
[CD Setup] as [CDS] starts at 2022-05-01 and lasts 30 days


@endgantt
```