---
# System prepended metadata

title: Untitled

---

## Sprint #2 Retrospective:
* members in attendance:
  ![selfie proof of meeting](http://)
  - [X] Anna 
  - [X] Oscar -- covid sad, phoned in 
  - [X] Isaac
  - [ ] Amon -- covid sad 
  - [ ] Jacob -- traveling 
  - [X] Tim
  
* what worked well
  * we love our idea
  * robot baby is so cute 
  * Robot baby can waddle and jump!
  * We have 4 rooms/themes (lights, cafe, engine, controll room, oxygen) each will have 3 puzzles
* what didn't
  * covid :(
* self assessment on progress
  * where are you in relation to progress towards product and milestones?

    We are in an okay place. We have lots of work to do on modeling still and we need to discuss 
      * current week:
          * Finish new puzzle mechanics
          * Consolidate concept art, nail down directions for each room
          * Nail down color schemes for rooms
      * week 3: goals
          * Design puzzles
      * week 4: goals
          * Model character
      * week 5: goals
          * Model rooms
          * Rig character
      * week 6: goals
          * put puzzles in rooms
              * make sure mechanics work together
        *    add interior design details
      * week 7: goals
          * mesh the rooms together
              * Possibly additive scene loading
      * week 8: goals
          * Playtest
          * Tweak puzzles
      * week 9: goals
          * Playtest
      * week 10: goals
          * Polish
* briefly summarize any other topics/discussions
    * Planned out our pivot concretely, limiting scope to a spaceship with 5 rooms
        * Lighting room
        * Oxygen room
        * Cafeteria
        * Engine room
        * Flight control room

